ОЛЕКСАНДР

ПІДМОГИЛЬНИЙ

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ

КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА

СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

ПРАКТИЧНИЙ ПОСІБНИК

Донецьк

2013

УДК 351.712.4

ББК 67.401.21

П 32

Підмогильний О.О.

П 32 Організація та здійснення контролю органами державної

фінансової інспекції України за сферою державних

закупівель : практичний посібник / Олександр Підмоги-

льний. – Донецьк: ЛАНДОН-ХХІ, 2013. – 255 с.

ISBN

978-617-7049-52-3

У посібнику розглянуті питання організації та здійснення фінансового

контролю органами Державної фінансової інспекції України за сферою закупі-

вель за державні кошти.

Висвітлена роль та місце органів Держфінінспекції України у сфері конт-

ролю за державними закупівлями; запропоновано низку підготовчих дій, на-

правлених на підвищення якості проведення контрольних заходів у сфері дер-

жавних закупівель; розкрито основні методологічні аспекти проведення конт-

рольних заходів у цій сфері; досліджено надані органам Держфінінспекції нор-

мами законодавства повноваження щодо вжиття заходів за результатами вияв-

лених порушень та зловживань у сфері прок’юременту та недопущення їх здій-

снення у подальшому.

Крім того, у посібнику обґрунтовано доцільність та дієвість використання в

ході проведення контролю за державними закупівлями інформаційних ресурсів

мережі Інтернет задля отримання елементів новизни при ревізійних діях.

Посібник повинен стати у нагоді працівникам органів Державної фінан-

сової інспекції України, інших органів державного регулювання та нагляду у

сфері державних закупівель, посадовим особам комітетів конкурсних торгів

замовників, учасникам процедур закупівель за державні кошти, державним

службовцям та посадовим особам місцевого самоврядування, студентам, ви-

кладачам та фахівцям навчальних закладів економічного направлення, а також

іншим зацікавленим особам.

УДК 351.712.4

ББК 67.401.21

ISBN 978-617-7049-52-3

© О.О. Підмогильний, 2013

ЗМІСТ

ВСТУП ................................................................................................. 4

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ

ЯК ОРГАН ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ

ЗАКУПІВЕЛЬ ...................................................................................... 6

РОЗДІЛ 2. ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ

ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ КОНТРОЛЮ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ДЛЯ ПІДВИЩЕНЯ ЙОГО

ЕФЕКТИВНОСТІ .............................................................................. 34

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ

КОНТРОЛЬНИХ ЗАХОДІВ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ...................................................................... 59

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ АДМІНІСТРАТИВНОЇ

ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ ЗАКОНОДАВСТВА

ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ..................... 181

РОЗДІЛ 5. РЕАЛІЗАЦІЯ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ МАТЕРІАЛІВ

КОНТРОЛЬНИХ ЗАХОДІВ ЩОДО ДОТРИМАННЯ

ЗАКОНОДАВСТВА У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ... 208

Д О Д А Т К И.................................................................................. 230

3

ВСТУП

Одним із фундаментальних механізмів реалізації еко-

номічної політики в галузі управління національним госпо-

дарством є питання здійснення державних закупівель. Го-

ловна мета функціонування системи державних закупівель

визначається необхідністю забезпечення ефективного ви-

користання державних коштів при розвитку конкуренції,

прозорості та відкритості процесу закупівель. При цьому,

зазначене лише одне із завдань системи державних закупі-

вель, через рівень вирішення якого може оцінюватися її

ефективність та досконалість.

У нашій державі система державних закупівель сфор-

мувалась в окремий інститут понад дванадцять років тому.

Однак, на жаль, протягом зазначеного часу так і не стала

збалансованою та дієвою, залишаючись з моменту свого

становлення корумпованою та непрозорою.

Разом з тим, існування будь – якої системи не є мож-

ливим без створення належних умов контролю за її функці-

онуванням. Не є винятком й сфера закупівель товарів, робіт

і послуг за державні кошти, що була започаткована з моме-

нту прийняття Верховною Радою України базового Закону

„Про закупівлю товарів, робіт і послуг за державні кошти”

від 22.02.2000 № 1490-ІІІ, а з прийняттям Закону України

„Про здійснення державних закупівель” від 01.06.2010 №

2289-VI та проведенням у державі адміністративної рефор-

ми, передбаченої Указом Президента України від

09.12.2010 № 1085 „Про оптимізацію системи центральних

органів виконавчої влади”, організаційна ланка контролю-

ючих органів сфери державних закупівель в Україні набула

стабільності.

4

Так, відповідно до вимог статті 7 Закону України

„Про здійснення державних закупівель” (далі по тексту –

Закон № 2289) державне регулювання та контроль у сфері

закупівель здійснюють Уповноважений орган та інші орга-

ни відповідно до їх компетенції – Рахункова палата, Анти-

монопольний комітет України, центральний орган вико-

навчої влади, що реалізує державну політику у сфері дер-

жавного фінансового контролю (Державна фінансова ін-

спекція України), центральний орган виконавчої влади, що

реалізує державну політику у сфері статистики (Державна

служба статистики України).

При цьому, органи Державної фінансової інспекції

України здійснюють незалежний державний фінансовий

контроль від імені виконавчої гілки влади, є центральним

органом виконавчої влади, входять до системи органів ви-

конавчої влади і забезпечують реалізацію державної полі-

тики у сфері державного фінансового контролю.

Попри це, обсяг порушень у сфері державних закупі-

вель, корупції та зловживань у ній з кожним роком не за-

лишається меншим. Отже, й працівники контролюючих та

судових органів, й громадськість повинні прикласти мак-

симум зусиль для забезпечення виконання всіма суб’єктами

держзакупівельного процесу принципів торгів – добросові-

сної конкуренції серед учасників; максимальної економії та

ефективності; відкритості та прозорості на всіх стадіях за-

купівель, недискримінації учасників; об’єктивної та неупе-

редженої оцінки пропозицій конкурсних торгів; запобіган-

ня корупційним діям і зловживанням.

5

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

РОЗДІЛ 1.

ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК

ОРГАН ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ

ЗАКУПІВЕЛЬ

Основні засади діяльності

Указом Президента України від 27.08.2000 № 1031

„Про заходи щодо підвищення ефективності контрольно-

ревізійної роботи” Головному контрольно-ревізійному

управлінню України було надано статус центрального ор-

гану виконавчої влади.

Відповідно до Указу Президента України від

09.12.2010 № 1085/2010 „Про оптимізацію системи центра-

льних органів виконавчої влади” Головне контрольно-

ревізійне управління України реорганізовано у Державну

фінансову інспекцію України.

Органи Державної фінансової інспекції України

здійснюють незалежний державний фінансовий конт-

роль від імені виконавчої гілки влади.

До складу органів Державної фінансової інспекції

України (далі по тексту – Держфінінспекція України) вхо-

дять Держфінінспекція України та її територіальні органи–

державні фінансові інспекції в Автономній Республіці

Крим, областях, містах Києві та Севастополі, районах, міс-

тах або міжрайонні, об’єднані в районах та містах державні

фінансові інспекції, головні державні фінансові інспектори

в районах та містах, тощо.

Держфінінспекція України є центральним органом

виконавчої влади, входить до системи органів виконавчої

влади і забезпечує реалізацію державної політики у сфері

державного фінансового контролю.

6

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

Держфінінспекція України та державні фінансові ін-

спекції в Автономній Республіці Крим, областях, містах

Києві та Севастополі є юридичними особами публічного

права, мають печатки із зображенням Державного Герба

України та своїм найменуванням, власні бланки, рахунки в

установах Державної казначейської служби України.

Нормативно-правовими актами, які регламентують

діяльність органів Держфінінспекції України, є Указ Пре-

зидента України від 23.04.2011 № 499/2011 „Про Положен-

ня про Державну фінансову інспекцію України”, Бюджет-

ний кодекс України, наказ Міністерства фінансів України

від 03.10.2011 № 1236 „Про затвердження положень про

територіальні органи Державної фінансової інспекції Укра-

їни та їх підрозділи”, зареєстрований в Міністерстві юсти-

ції України 19.10.2011 за № 1212/19950, та інші.

16 жовтня 2012 року Верховною Радою України було

прийнято Закон України „Про внесення змін до деяких за-

конодавчих актів України щодо діяльності Міністерства

фінансів України, Міністерства економічного розвитку і

торгівлі України, інших центральних органів виконавчої

влади, діяльність яких спрямовується та координується че-

рез відповідних міністрів”, який зареєстрований за № 5463-

VI та набув чинності 02 грудня 2012 року після офіційної

публікації у газеті „Голос України” від 01.12.2012, № 229

(далі по тексту – Закон № 5463).

Законом № 5463 внесено комплексні зміни до Закону

України „Про державну контрольно-ревізійну службу в

Україні” від 26.01.1993 № 2239-ІІІ та інших законодавчих

актів у зв’язку з проведенням адміністративної реформи та

реорганізацією системи органів державної контрольно-

ревізійної служби в систему органів Держфінінспекції

України.

Передусім, зазнала змін назва Закону України „Про

державну контрольно-ревізійну службу в Україні” – відпо-

7

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

відно до внесених змін цей Закон тепер має назву „Про ос-

новні засади здійснення державного фінансового контролю

в Україні” (далі по тексту–Закон про ДФК) та визначає

правові та організаційні засади здійснення державного фі-

нансового контролю в Україні.

Разом з тим, безпосередньо текст Закону про ДФК не

містить найменування органу, що здійснює державний фі-

нансовий контроль, як було раніше (наприклад, ГоловКРУ

України, Держфінінспекція України).

Так, відповідно до статті 1 Закону про ДФК здійснен-

ня державного фінансового контролю забезпечує централь-

ний орган виконавчої влади, уповноважений Президентом

України на реалізацію державної політики у сфері держав-

ного фінансового контролю.

Отже, на теперішній час такі функції виконує лише

Держфінінспекція України, оскільки лише вона на це упов-

новажена Президентом України відповідно до пункту 1

Положення про Державну фінансову інспекцію України,

затвердженого Указом Президента України від 23.04.2011

№ 499/2011.

Таким чином, дія Закону про ДФК поширюється ви-

ключно на діяльність Держфінінспекції України та її

територіальних органів.

Крім того, відповідно до статті 21 Закону України

„Про центральні органи виконавчої влади” та пункту 7 По-

ложення про Державну фінансову інспекцію України Дер-

жфінінспекція України здійснює свої повноваження безпо-

середньо та через утворені в установленому порядку тери-

торіальні органи.

Статтею 2 Закону про ДФК передбачено, що держав-

ний фінансовий контроль забезпечується органом дер-

жавного фінансового контролю через проведення держа-

вного фінансового аудиту, перевірки державних закупі-

вель та інспектування.

8

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

Таким чином, контроль органами Держфінінспекції

України у сфері державних закупівель можуть бути за-

стосований як під час інспектування, так й під час про-

ведення державного фінансового аудиту та перевірок

державних закупівель.

При цьому, законодавцем визначено, що відповідні

порядки проведення органом державного фінансового ко-

нтролю державного фінансового аудиту, інспектування

та перевірок державних закупівель встановлюються Ка-

бінетом Міністрів України.

Види фінансового контролю розрізняються за насту-

пними характеристиками:

– інспектування (стаття 4 Закону про ДФК) – здійс-

нюється органом державного фінансового контролю у фо-

рмі ревізії та полягає у документальній і фактичній переві-

рці певного комплексу або окремих питань фінансово-

господарської діяльності підконтрольної установи, яка по-

винна забезпечувати виявлення наявних фактів порушення

законодавства, встановлення винних у їх допущенні поса-

дових і матеріально відповідальних осіб, а результати реві-

зії викладаються в акті;

– перевірка державних закупівель (стаття 5 Закону

про ДФК) – полягає у документальному та фактичному

аналізі дотримання підконтрольними установами законо-

давства про державні закупівлі та проводиться органом

державного фінансового контролю на всіх стадіях держав-

них закупівель, а результати перевірки державних закупі-

вель викладаються у відповідному акті.

Крім того, частиною 5 статті 8 Закону України „Про

здійснення державних закупівель” від 01.06.2010 № 2289-

VI, зі змінами, (далі по тексту – Закон № 2289) передбаче-

но, що Держфінінспекція України разом з іншими органами

державного регулювання та контролю у сфері закупівель

здійснює контроль у сфері державних закупівель у межах

9

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

своїх повноважень, визначених Конституцією та законами

України.

Відповідно до статті 8 Закону про ДФК органи Держ-

фінінспекції виконують наступні функції:

здійснюють державний фінансовий контроль та

контроль за:

– виконанням функцій з управління об’єктами держа-

вної власності;

– цільовим використанням коштів державного і міс-

цевих бюджетів;

– цільовим використанням і своєчасним поверненням

кредитів (позик), одержаних під державні (місцеві) гарантії;

– складанням бюджетної звітності, паспортів бюдже-

тних програм та звітів про їх виконання (у разі застосуван-

ня програмно-цільового методу у бюджетному процесі),

кошторисів та інших документів, що застосовуються в про-

цесі виконання бюджету;

– станом внутрішнього контролю та внутрішнього ау-

диту у розпорядників бюджетних коштів;

– усуненням виявлених недоліків і порушень;

– розробляють пропозиції щодо усунення виявлених

недоліків і порушень та запобігання їм у подальшому;

– вживають в установленому порядку заходів до

усунення виявлених під час здійснення державного фі-

нансового контролю порушень законодавства та притя-

гнення до відповідальності винних осіб;

– здійснюють інші повноваження, визначені закона-

ми України та покладені на нього Президентом України.

Крім того, органи Держфінінспекції України розгля-

дають листи, заяви і скарги громадян про факти порушення

законодавства з фінансових питань, а звернення, в яких по-

відомляється про крадіжки, розтрати, недостачі, інші пра-

вопорушення, негайно пересилаються правоохоронним ор-

ганам для прийняття рішення згідно з законодавством.

10

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

Згідно до вимог статті 10 Закону про ДФК органам

Держфінінспекції України надається право:

1) перевіряти в ході державного фінансового контро-

лю грошові та бухгалтерські документи, звіти, кошториси й

інші документи, що підтверджують надходження і витра-

чання коштів та матеріальних цінностей, документи щодо

проведення процедур державних закупівель, проводити пе-

ревірки фактичної наявності цінностей (коштів, цінних па-

перів, сировини, матеріалів, готової продукції, устаткуван-

ня, тощо);

2) безперешкодного доступу в ході державного фінан-

сового контролю на склади, у сховища, виробничі та інші

приміщення, що належать підприємствам, установам та ор-

ганізаціям, що контролюються; зупиняти в межах своїх по-

вноважень бюджетні асигнування, зупиняти операції з бю-

джетними коштами в установленому законодавством по-

рядку, а також застосовувати та ініціювати застосування

відповідно до закону інших заходів впливу у разі виявлення

порушень законодавства;

3) залучати на договірних засадах кваліфікованих фа-

хівців відповідних органів виконавчої влади, державних

фондів, підприємств, установ і організацій для проведення

контрольних обмірів будівельних, монтажних, ремонтних

та інших робіт, контрольних запусків сировини і матеріалів

у виробництво, контрольних аналізів сировини, матеріалів і

готової продукції, інших перевірок;

4) вимагати від керівників підконтрольних установ

проведення інвентаризацій основних фондів, товарно-

матеріальних цінностей, коштів і розрахунків, у разі відмо-

ви у проведенні таких інвентаризацій – звернутися до суду

щодо спонукання до проведення таких інвентаризацій, а до

ухвалення відповідного рішення судом – у присутності по-

нятих та представників зазначених підприємств, установ і

організацій, щодо яких проводиться ревізія, опечатувати

11

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

каси, касові приміщення, склади та архіви на термін не бі-

льше 24 годин з моменту такого опечатування, зазначеного

в протоколі.

Порядок опечатування кас, касових приміщень, скла-

дів та архівів встановлюється Кабінетом Міністрів України.

Разом з тим, при проведенні контрольних заходів ви-

лучати у підприємств, установ і організацій копії фінансо-

во-господарських та бухгалтерських документів, які свід-

чать про порушення, а на підставі рішення суду – вилучати

до закінчення заходу оригінали первинних фінансово-

господарських та бухгалтерських документів із складенням

опису, який скріплюється підписами представника органу

державного фінансового контролю та керівника відповід-

ного підприємства, відповідної установи, організації, та за-

лишенням копій таких документів таким підприємствам,

установам, організаціям;

5) одержувати від Національного банку України та

його установ, банків та інших кредитних установ необхідні

відомості, копії документів, довідки про банківські операції

та залишки коштів на рахунках об’єктів, що контролюють-

ся, а від інших підприємств і організацій, в тому числі не-

державної форми власності, що мали правові відносини із

зазначеними об’єктами – довідки і копії документів про

операції та розрахунки з підприємствами, установами, ор-

ганізаціями.

Одержання від банків інформації, що становить банків-

ську таємницю, здійснюється у порядку та обсязі, встановле-

них Законом України „Про банки і банківську діяльність”;

6) одержувати від службових і матеріально відповіда-

льних осіб обє’ктів, що контролюються, письмові пояснен-

ня з питань, які виникають у ході здійснення державного

фінансового контролю;

7) пред’являти керівникам та іншим особам підпри-

ємств, установ та організацій, що контролюються,

12

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

обов’язкові до виконання вимоги щодо усунення виявлених

порушень законодавства, вилучати в судовому порядку до

бюджету виявлені ревізіями приховані і занижені валютні

та інші платежі, ставити перед відповідними органами пи-

тання про припинення бюджетного фінансування і креди-

тування, якщо отримані підприємствами, установами та ор-

ганізаціями кошти і позички використовуються з порушен-

ням чинного законодавства;

8) порушувати перед відповідними державними орга-

нами питання про визнання недійсними договорів, укладе-

них із порушенням законодавства, у судовому порядку стя-

гувати у дохід держави кошти, отримані підконтрольними

установами за незаконними договорами, без установлених

законом підстав та з порушенням законодавства;

9) накладати у випадках, передбачених законодавчи-

ми актами, на керівників та інших службових осіб підконт-

рольних установ, адміністративні стягнення;

10) звертатися до суду в інтересах держави, якщо під-

контрольною установою не забезпечено виконання вимог

щодо усунення виявлених під час здійснення державного

фінансового контролю порушень законодавства з питань

збереження і використання активів;

11) одержувати від державних органів та органів міс-

цевого самоврядування, підприємств, установ, організацій

усіх форм власності, інших юридичних осіб та їх посадових

осіб, фізичних осіб-підприємців інформацію, документи і

матеріали, необхідні для виконання покладених на нього

завдань;

12) проводити на підприємствах, в установах та орга-

нізаціях зустрічні звірки з метою документального та фак-

тичного підтвердження виду, обсягу і якості операцій та

розрахунків для з’ясування їх реальності та повноти відо-

браження в обліку підприємства, установи та організації,

що контролюється;

13

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

13) при виявленні збитків, завданих державі чи під-

приємству, установі, організації, що контролюється, визна-

чати їх розмір у встановленому законодавством порядку;

14) ініціювати проведення перевірок робочими гру-

пами центральних органів виконавчої влади;

15) порушувати перед керівниками відповідних орга-

нів державної влади, органів місцевого самоврядування,

підприємств, установ та організацій питання про притяг-

нення до відповідальності осіб, винних у допущених пору-

шеннях.

Основними завданнями Держфінінспекції України

відповідно до Положення про Державну фінансову інспек-

цію України, затвердженого Указом Президента України

від 23.04.2011 № 499/2011, є реалізація державної політики

у сфері державного фінансового контролю, а також внесен-

ня пропозицій щодо її формування.

Так, Держфінінспекція України відповідно до покла-

дених на неї завдань здійснює державний фінансовий конт-

роль, зокрема, за дотриманням законодавства про державні

закупівлі.

Держфінінспекція України для виконання покладе-

них на неї завдань має право в установленому порядку

здійснювати державний фінансовий контроль шляхом

проведення інспектування у формі планових та позапла-

нових ревізій певного комплексу чи окремих питань фі-

нансово-господарської діяльності підприємств, установ

та організацій; державного фінансового аудиту; перевір-

ки державних закупівель.

Відповідно до статті 11 Закону про ДФК плановою

виїзною ревізією вважається ревізія у підконтрольних уста-

новах, яка передбачена у плані роботи органу державного

фінансового контролю і проводиться за місцезнаходженням

такої юридичної особи чи за місцем розташування об’єкта

14

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

права власності, стосовно якого проводиться така планова

виїзна ревізія.

Планова виїзна ревізія проводиться за сукупними по-

казниками фінансово-господарської діяльності підконтро-

льних установ за письмовим рішенням керівника відповід-

ного органу державного фінансового контролю не частіше

одного разу на календарний рік.

Право на проведення планової виїзної ревізії підкон-

трольних установ надається лише у тому разі, коли їм не

пізніше ніж за десять днів до дня проведення зазначеної

ревізії надіслано письмове повідомлення із зазначенням да-

ти початку та закінчення її проведення.

Позаплановою виїзною ревізією вважається ревізія,

яка не передбачена в планах роботи органу державного фі-

нансового контролю і проводиться за наявності хоча б од-

нієї з таких обставин:

– підконтрольною установою подано у встановлено-

му порядку скаргу про порушення законодавства посадо-

вими особами органу державного фінансового контролю

під час проведення планової чи позапланової виїзної ревізії,

в якій міститься вимога про повне або часткове скасування

результатів відповідної ревізії;

– у разі виникнення потреби у перевірці відомостей,

отриманих від особи, яка мала правові відносини з підконт-

рольною установою, якщо підконтрольна установа не на-

дасть пояснення та їх документальні підтвердження на

обов’язковий письмовий запит органу державного фінансо-

вого контролю протягом десяти робочих днів з дня отри-

мання запиту;

– проводиться реорганізація (ліквідація) підконтроль-

ної установи;

– у разі надходження доручення щодо проведення ре-

візій у підконтрольних установах від Кабінету Міністрів

України, органів прокуратури, державної податкової служ-

15

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

би, Міністерства внутрішніх справ України, Служби безпе-

ки України, в якому містяться факти, що свідчать про по-

рушення підконтрольними установами законів України, пе-

ревірку додержання яких віднесено законом до компетенції

органів державного фінансового контролю;

– у разі, коли вищестоящий орган державного фінан-

сового контролю в порядку контролю за достовірністю ви-

сновків нижчестоящого органу державного фінансового

контролю здійснив перевірку актів ревізії, складених ниж-

честоящим органом державного фінансового контролю, та

виявив їх невідповідність вимогам законів.

Позапланова виїзна ревізія в цьому випадку може іні-

ціюватися вищестоящим органом державного фінансового

контролю лише у тому разі, коли стосовно посадових або

службових осіб нижчестоящого органу державного фінан-

сового контролю, які проводили планову або позапланову

виїзну ревізію зазначеної підконтрольної установи, розпо-

чато службове розслідування або у випадку повідомлення

їм про підозру у вчиненні кримінального правопорушення.

Позапланова виїзна ревізія може здійснюватися лише

за наявності підстав для її проведення на підставі рішення

суду. Позапланова ревізія підконтрольної установи не може

проводитися частіше одного разу на квартал.

Позапланові виїзні ревізії суб’єктів господарської дія-

льності незалежно від форми власності, які не віднесені

цим Законом до підконтрольних установ, проводяться ор-

ганами державного фінансового контролю за рішенням су-

ду, ухваленим на підставі клопотання слідчого, прокурора

для забезпечення розслідування під час кримінального про-

вадження.

Тривалість планової виїзної ревізії не повинна пере-

вищувати 30 робочих днів.

Тривалість позапланової виїзної ревізії не повинна

перевищувати 15 робочих днів.

16

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

Подовження термінів проведення планової або поза-

планової виїзної ревізії можливе лише за рішенням суду на

термін, що не перевищує 15 робочих днів для планової виїз-

ної ревізії та 5 робочих днів для позапланової виїзної ревізії.

Обмеження у підставах проведення ревізій, визначе-

ні Законом про ДФК, не поширюються на ревізії, що про-

водяться на звернення підконтрольної установи, або ревізії,

що проводяться після повідомлення посадовим особам під-

контрольних установ, що ревізуються, про підозру у вчи-

ненні ними кримінального правопорушення відповідно до

Кримінального процесуального кодексу України.

Особливості призначення та проведення перевірок

державних закупівель як окремого контрольного заходу

Постановою Кабінету Міністрів України від

01.08.2013 № 631 затверджено Порядок проведення переві-

рок державних закупівель Державною фінансовою інспек-

цією та її територіальними органами (далі по тексту – По-

рядок № 631), який визначає процедуру проведення Держ-

фінінспекцією та її територіальними органами перевірок

державних закупівель.

Відповідно до вимог Порядку № 631 терміни, що міс-

тяться у ньому, вживаються у такому значенні:

– акт перевірки державних закупівель – документ,

який складається особою (особами) контролюючого органу

за результатами перевірки державних закупівель. Запере-

чення, зауваження до акта перевірки (за їх наявності) та ви-

сновки на них є невід’ємною частиною акта;

– документи об’єкта контролю – будь-які докумен-

ти (оригінали або належним чином завірені копії), що сто-

суються державної закупівлі протягом усього періоду її

проведення, починаючи з планування та оприлюднення ін-

формації про державну закупівлю і до повного виконання

17

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

зобов’язань за договором, укладеним за результатами про-

цедури закупівель;

– звернення – заява суб’єкта права звернення, яка на-

дійшла до контролюючого органу, щодо факту порушення

законодавства про державні закупівлі, внаслідок чого по-

рушено законні права та інтереси суб’єкта права звернення;

– об’єкт контролю – розпорядник державних кош-

тів, який здійснює закупівлю в порядку, визначеному Зако-

ном України „Про здійснення державних закупівель”;

– перевірка державних закупівель – перевірка, яка

проводиться за наявності підстав, передбачених Порядком

№ 631, щодо об’єкта контролю за його місцезнаходженням

чи за місцем розташування об’єкта його права власності;

– суб’єкт права звернення – фізична чи юридична

особа (резидент або нерезидент), яка підтвердила намір

взяти участь у процедурі закупівлі шляхом подання пропо-

зиції конкурсних торгів або заявки на участь в електронно-

му реверсивному аукціоні, або цінової пропозиції, або про-

позиції на переговорах у разі застосування процедури заку-

півлі в одного учасника.

Разом з цим, терміни „контролюючий орган”, „зу-

стрічна звірка”, „інспектування” вживаються у Порядку

№ 631 в значенні, наведеному в Порядку проведення інспе-

ктування Державною фінансовою інспекцією, її територіа-

льними органами, що затверджений постановою Кабінету

Міністрів України від 20.04.2006 № 550.

Організація і проведення перевірок державних

закупівель

Питання здійснення державних закупівель перевіря-

ються органом Держфінінспекції під час проведення інспе-

ктування з урахуванням вимог Порядку проведення інспек-

тування Державною фінансовою інспекцією, її територіа-

18

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

льними органами, що затверджений постановою Кабінету

Міністрів України від 20.04.2006 № 550, а також під час

державного фінансового аудиту.

Перевірки державних закупівель проводяться за

письмовим рішенням керівника органу Держфінінспекції

або його заступника за наявності однієї з таких підстав:

– наявність доручення або рішення Кабінету Мініст-

рів України щодо проведення перевірок державних закупі-

вель, якщо відповідні питання не можуть бути перевірені

під час планових виїзних ревізій;

– виникнення потреби у перевірці відомостей про по-

рушення об’єктом контролю законодавства у сфері держа-

вних закупівель, що надішли до органу Держфінінспекції,

або перевірці відомостей, наведених у зверненні (за умови

закінчення строку подання скарги про відповідні порушен-

ня до органу оскарження згідно із Законом „Про здійснення

державних закупівель”), якщо об’єкт контролю не надав

пояснення та їх документального підтвердження на

обов’язковий письмовий запит органу Держфінспекції

протягом трьох робочих днів з дня його надходження;

– виявлення органом Держфінінспекції вищестоящого

рівня під час перевірки (в порядку здійснення контролю за

достовірністю висновків контролюючого органу нижчесто-

ящого рівня) актів перевірки державних закупівель невід-

повідності їх вимогам законодавства.

При цьому, перевірка державних закупівель може

бути ініційована контролюючим органом вищестоящого

рівня, якщо розпочато службове розслідування стосовно

посадових або службових осіб контролюючого органу ни-

жчестоящого рівня, які проводили перевірку державних за-

купівель, або у разі повідомлення їм про підозру у вчиненні

кримінального правопорушення;

– у разі надходження скарги від об’єкта контролю на дії

або бездіяльність посадових осіб органу Держфінінспекції.

19

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

За результатами розгляду звернення суб’єкта права

звернення керівник органу Держфінінспекції або його за-

ступник приймає одне з таких рішень:

1) призначити перевірку державних закупівель щодо

викладених у зверненні відомостей про порушення законо-

давства у сфері державних закупівель або перевірити відо-

мості під час проведення інспектування чи державного фі-

нансового аудиту за умови закінчення строку подання ска-

рги про відповідні порушення до органу оскарження згідно

із Законом „Про здійснення державних закупівель”;

2) передати звернення за належністю відповідному

органу;

3) відмовити у розгляді звернення, в якому не зазна-

чена зворотна адреса та/або яке не підписане суб’єктом

права звернення, а також якщо неможливо встановити ав-

торство;

4) розглянути звернення по суті питання без призна-

чення перевірки державних закупівель.

Водночас, авторові звернення надсилається повід-

омлення про прийняте рішення.

Слід зазначити, що у зверненні зазначаються повне

найменування юридичної особи чи прізвище, ім’я, по бать-

кові фізичної особи, факти порушення законодавства, до-

кументи, що свідчать про такі порушення (у разі наявності).

Звернення підписується суб’єктом права звернення із

зазначенням дати подання звернення, зворотної адреси та

контактного номера телефону.

Важливо !

Повідомлення про проведення перевірки державних

закупівель та зустрічної звірки не надсилається об’єкту

контролю.

20

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

У ході підготовки до перевірки державних закупівель

посадові особи органу Держфінінспекції складають у двох

примірниках програму перевірки державних закупівель, в

якій зазначаються найменування об’єкта контролю, тема,

період перевірки та питання, що підлягають перевірці від-

повідно до компетенції контролюючого органу.

Програма затверджується керівником органу

Держфінінспекції або його заступником.

Посадові особи органу Держфінінспекції під час про-

ведення перевірки державних закупівель для вивчення пи-

тань у повному обсязі можуть вносити за письмовим по-

годженням з керівником контролюючого органу або його

заступником зміни до програми перевірки державних за-

купівель.

Важливо !

Один примірник програми перевірки державних за-

купівель (змін до неї) видається керівникові об’єкта кон-

тролю чи його заступникові під розписку на примірнику

органу Держфінінспекції для ознайомлення. Якщо керів-

ник об’єкта контролю чи його заступник відмовляється

ставити підпис, про це зазначається у вступній частині

акта перевірки.

Поряд з цим, до участі в перевірці державних закупі-

вель (для проведення контрольних обмірів будівельних,

монтажних, ремонтних та інших робіт, контрольних запус-

ків сировини і матеріалів у виробництво, контрольних ана-

лізів сировини, матеріалів і готової продукції, інших пере-

вірок) можуть залучатися на договірних засадах кваліфі-

ковані фахівці відповідних органів виконавчої влади, дер-

жавних фондів, підприємств, установ і організацій, а орган

Держфінінспекції оформляє на кожну посадову особу кон-

тролюючого органу та залученого кваліфікованого фахівця

21

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

направлення у двох примірниках встановленого Міністерс-

твом фінансів України зразка.

Склад, кількість посадових осіб контролюючого орга-

ну та строки проведення перевірки державних закупівель

визначаються контролюючим органом з урахуванням обся-

гу передбачених програмою перевірки питань в межах 45

робочих днів.

У разі проведення перевірки державних закупівель

посадовими особами органу Держфінінспекції у складі

групи керівник такого органу або його заступник призначає

керівником групи одного з її членів.

Важливо !

Посадові особи органу Держфінінспекції в разі про-

ведення перевірки державних закупівель зобов’язані по-

ставити підпис в журналі реєстрації перевірок об’єкта

контролю (у разі наявності такого журналу). Факт не-

надання об’єктом контролю зазначеного журналу фіксу-

ється в акті перевірки.

Перед початком перевірки державних закупівель по-

садові особи органу Держфінінспекції та залучені кваліфі-

ковані фахівці повинні видати керівникові об’єкта контро-

лю чи його заступникові направлення під розписку на при-

мірнику контролюючого органу. Якщо керівник об’єкта

контролю чи його заступник відмовляється ставити

підпис, про це зазначається у вступній частині акта пе-

ревірки.

Керівник об’єкта контролю, в якому проводиться пе-

ревірка державних закупівель, та керівник підприємства,

установи чи організації, в яких проводиться зустрічна звір-

ка, зобов’язані забезпечити місце для роботи посадових

осіб контролюючого органу та залучених спеціалістів,

створити умови для зберігання документів та надати

22

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

можливість користуватися зв’язком, комп’ютерною,

розмножувальною та іншою технікою, необхідною для

виконання ними службових обов’язків.

Під час проведення перевірки державних закупівель

проводиться документальна та/або фактична перевірка

питань програми перевірки державних закупівель.

Під час документальної перевірки здійснюється кон-

троль за дотриманням законодавства у сфері державних за-

купівель шляхом вивчення документів об’єкта контролю. У

разі ведення документообігу з використанням електронних

засобів зберігання та обробки інформації на вимогу поса-

дової особи контролюючого органу керівник об’єкта конт-

ролю повинен забезпечити оформлення відповідних доку-

ментів на паперовому носії у необхідній кількості примір-

ників, а також у разі перевірки процедури електронного ре-

версивного аукціону – безперешкодний доступ до електро-

нних документів.

Надання об’єктом контролю завірених копій докуме-

нтів посадовим особам контролюючого органу для підтвер-

дження фактів виявлення порушень забезпечується голо-

вою комітету з конкурсних торгів, іншою уповноваже-

ною ним особою або керівником об’єкта контролю чи

його заступником.

Надання копій бухгалтерських документів (у разі по-

треби) забезпечується головним бухгалтером чи його за-

ступником або уповноваженою на це посадовою особою

об’єкта контролю.

Якщо об’єкт контролю не надав завірені копії доку-

ментів, про це зазначається в акті перевірки державних

закупівель.

Фактична перевірка здійснюється під час проведен-

ня перевірки державних закупівель шляхом інвентаризації,

обстеження та контрольного обміру закуплених (отрима-

них) об’єктом контролю товарно-матеріальних цінностей,

23

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

робіт, послуг та проведення інших дій відповідно до повно-

важень контролюючого органу. При цьому, об’єкт контро-

лю забезпечує доступ на склади, у сховища, виробничі та

інші приміщення, що належать об’єкту контролю або вико-

ристовуються ним.

Посадові особи контролюючого органу мають право

вимагати від керівника об’єкта контролю або його заступ-

ника створення належних умов для проведення фактичної

перевірки за участю матеріально відповідальних осіб

об’єкта контролю, а в разі перевірки обсягу виконаних ро-

біт – також представників суб’єкта господарювання – ви-

конавця робіт.

У разі відсутності бухгалтерського обліку на

об’єкті контролю, перешкоджання об’єктом контролю

проведенню перевірки державних закупівель (недопущен-

ня посадових осіб контролюючого органу та залучених

спеціалістів до проведення перевірки державних закупі-

вель, ненадання необхідних для перевірки державних заку-

півель документів, затримка у наданні документів та інше)

контролюючий орган вчиняє відповідні дії за процедурою,

визначеною пунктом 23 Порядку проведення інспектування

Державною фінансовою інспекцією, її територіальними ор-

ганами, що затверджений постановою Кабінету Міністрів

України від 20.04.2006 № 550.

Перевірка державних закупівель може бути зупи-

нена у разі необхідності проведення значної кількості зу-

стрічних звірок, без завершення яких неможливе проведен-

ня на належному рівні перевірки, а також за обґрунтованим

зверненням об’єкта контролю.

У такому разі загальна тривалість перевірки не може

перевищувати 60 робочих днів з дня її початку. При цьому

строк, на який зупинено перевірку, не включається до стро-

ку проведення перевірки, визначеного пунктом 11 Порядку

№ 631.

24

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

Рішення про зупинення та поновлення проведення

перевірки приймає керівник контролюючого органу або

його заступник за письмовим поданням посадової особи

контролюючого органу, що проводить перевірку держав-

них закупівель.

У разі зупинення перевірки державних закупівель на

строк понад три робочих дні орган Держфінінспекції над-

силає об’єкту контролю письмове повідомлення про дату її

зупинення:

1) особисто керівникові або головному бухгалтерові

об’єкта контролю під розписку;

2) через канцелярію (підрозділ з питань діловодства) з

відміткою на повідомленні про дату реєстрації в журналі

вхідної кореспонденції об’єкта контролю та за підписом

працівника канцелярії (загального відділу), який здійснив

реєстрацію;

3) рекомендованим поштовим відправленням з повід-

омленням.

Крім того, з метою документального та фактичного

підтвердження виду, обсягу і якості операцій та розрахунків

для з’ясування їх реальності та повноти відображення в об-

ліку об’єкта контролю контролюючий орган може прово-

дити зустрічні звірки на підприємствах, в установах та ор-

ганізаціях за процедурою, передбаченою пунктом 26 Поряд-

ку проведення інспектування Державною фінансовою інспе-

кцією, її територіальними органами, що затверджений по-

становою Кабінету Міністрів України від 20.04.2006 № 550.

Під час перевірки державних закупівель посадові особи

контролюючого органу можуть вилучати оригінали доку-

ментів за процедурою, передбаченою пунктом 20 Порядку

проведення інспектування Державною фінансовою інспекці-

єю, її територіальними органами, що затверджений постано-

вою Кабінету Міністрів України від 20.04.2006 № 550.

25

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Для здійснення на належному рівні контролю за до-

триманням законодавства у сфері державних закупівель по-

садові особи органу Держфінінспекції мають право в по-

рядку, передбаченому Законом про ДФК:

– одержувати від службових і матеріально відповіда-

льних осіб об’єктів контролю письмові пояснення з питань,

які виникають у ході проведення перевірки державних за-

купівель;

– одержувати від державних органів та органів місце-

вого самоврядування, підприємств, установ, організацій

усіх форм власності, інших юридичних осіб та їх посадових

осіб, фізичних осіб – підприємців інформацію, документи і

матеріали, необхідні для виконання покладених на контро-

люючий орган завдань.

У разі відмови відповідних осіб від надання письмо-

вих пояснень, відомостей або інформації про цей факт

зазначається в акті перевірки державних закупівель.

Оформлення та реалізація результатів перевірки

державних закупівель

У разі виявлення порушень законодавства у сфері

державних закупівель посадові особи контролюючого ор-

гану, не чекаючи закінчення перевірки, мають право ре-

комендувати керівникові об’єкта контролю вжити невід-

кладних заходів для усунення та недопущення їх у подаль-

шому.

Результати перевірки державних закупівель виклада-

ються в акті перевірки відповідно до вимог, встановлених

Порядком проведення інспектування Державною фінансо-

вою інспекцією, її територіальними органами, що затвер-

джений постановою Кабінету Міністрів України від

20.04.2006 № 550.

26

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

Важливо !

Акт перевірки державних закупівель підписує кері-

вник об’єкта контролю, голова комітету з конкурсних

торгів, головний бухгалтер об’єкта контролю, а у разі їх

відсутності – інші уповноважені на виконання їх функ-

цій особи та посадова особа органу Держфінінспекції.

У разі проведення перевірки державних закупівель

посадовими особами контролюючого органу і залученими

спеціалістами у складі групи акт перевірки підписує керів-

ник групи.

Результати перевірки державних закупівель, проведе-

ної контролюючим органом, можуть бути оскаржені

об’єктом контролю, щодо якого проведено перевірку, в пе-

редбаченому законом порядку.

За результатами перевірки державних закупівель ке-

рівник структурного підрозділу, який проводив таку пере-

вірку, може вносити на розгляд керівника контролюючого

органу або його заступника пропозицію щодо проведення

перевірки

всього

комплексу

питань

фінансово-

господарської діяльності об’єкта контролю шляхом інспек-

тування або державного фінансового аудиту.

Порядок здійснення органами Державної фінансової

інспекції України моніторингу державних закупівель у

відповідності до вимог розпорядження Кабінету

Міністрів України „Питання зміцнення фінансово-

бюджетної дисципліни” від 19.01.2011 № 148-р

З метою оптимізації та удосконалення порядку орга-

нізації та проведення контрольних заходів та обмеження

втручання в діяльність суб’єктів господарювання та бю-

джетних установ, в вересні 2011 року був прийнятий наказ

ГоловКРУ України від 08.09.2011 № 235 (далі по тексту –

27

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Наказ № 235), яким мінімізована кількість виїзних плано-

вих/позапланових заходів у сфері державних закупівель.

При цьому, нормами Наказу № 235 документально

закріплено:

 заборону виходу органу Держфінінспекції на

об’єкт контролю для здійснення планового контрольного

заходу (незалежно від його різновиду: інспектування, пе-

ревірка державних закупівель, державний фінансовий ау-

дит) частіше одного разу протягом календарного року;

 аудит бюджетних програм, аудит місцевих бю-

джетів та моніторинг державних закупівель здійснюються

виключно шляхом запиту необхідної інформації, матеріа-

лів та документів, без виходу на об’єкт контролю;

 перевірка державних закупівель, яка проводяться

із виходом на об’єкт контролю, повинна бути завершена

протягом 60 робочих днів з дня її початку (з урахуванням

зупинення та поновлення);

 у разі отримання скарг про порушення законодав-

ства у сфері державних закупівель вони направляються до

органу оскарження відповідно до Закону України „Про

здійснення державних закупівель”, а інформація, що в них

викладена, враховується органами Держфінінспекції при

проведенні планових контрольних заходів.

Крім того, підпунктом 1 пункту 5 Розпорядження Ка-

бінету Міністрів України „Питання зміцнення фінансово-

бюджетної дисципліни” від 19.01.2011 № 148-р Державній

фінансовій інспекції надано відповідні повноваження за-

безпечити позапланове проведення перевірок державних

закупівель за результатами моніторингу інформації,

розміщеної в офіційному державному друкованому ви-

данні „Вісник державних закупівель”.

Відповідно до вимог пункту 4 Наказу № 235 моніто-

ринг державних закупівель повинен здійснюватися ви-

ключно шляхом запиту необхідної інформації, матеріа-

28

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

лів та документів – без безпосереднього виходу на об’єкт

контролю.

Відразу слід наголосити, що моніторинг державних

закупівель не є контрольним заходом, а є джерелом отри-

мання інформації про державні закупівлі, що в подальшому

можуть використані при проведенні органів Держфінінспе-

кції планових контрольних заходів.

Метою здійснення моніторингу державних закупі-

вель (далі по тексту – моніторинг) є забезпечення додер-

жання замовниками законодавства у сфері державних заку-

півель, ефективного та раціонального використання держа-

вних коштів.

Завданням моніторингу є виявлення ризиків при

здійсненні державних закупівель.

Моніторинг може здійснюватись у будь-який момент

державної закупівлі протягом всього періоду її тривалості,

починаючи з планування та оприлюднення інформації про

державну закупівлю і до повного виконання зобов’язань за

договором, укладеним за її результатами.

Основними критеріями визначення ризиків при

здійсненні моніторингу державних закупівель є:

 сума придбання замовником товарів, робіт і послуг

за державні кошти (державної закупівлі) більша ніж 1 млн.

грн. (для бюджетних установ – 500 тис.грн.);

 ціна товарів, робіт і послуг, які закуповуються за-

мовником у межах єдиної процедури закупівлі і на які уча-

сникам дозволяється подавати пропозиції конкурсних тор-

гів (кваліфікаційні, цінові пропозиції) або пропозиції на пе-

реговорах у разі застосування процедури закупівлі в одного

учасника, перевищує ціну, отриману від уповноважених

органів на відповідні товари, роботи чи послуги;

 предметом закупівлі є послуги нематеріального

характеру (консультативні, юридичні, рекламні, бухгалтер-

ські та інші);

29

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

 переможець процедури закупівлі є пов’язаною осо-

бою з учасником процедури закупівлі (юридична особа, яка

здійснює контроль над учасником процедури закупівлі, або

контролюється таким учасником процедури закупівлі, або

перебуває під спільним контролем з таким учасником про-

цедури закупівлі; фізична особа або члени її сім’ї, які здій-

снюють контроль над учасником процедури закупівлі, тощо

(пункт 22 частини 1 статті 1, стаття 17 Закону „Про здійс-

нення державних закупівель”), та/або має ознаки сумнівно-

сті (учасник або учасник попередньої кваліфікації визнаний

у встановленому законом порядку банкрутом та стосовно

нього відкрита ліквідаційна процедура; фізична особа, яка є

учасником або учасником попередньої кваліфікації, служ-

бова (посадова) особа учасника або учасника попередньої

кваліфікації, яку уповноважено учасником або учасником

попередньої кваліфікації представляти його інтереси під

час проведення процедури закупівлі, була засуджена за

злочин, пов’язаний з порушенням процедури закупівлі чи

інший злочин, вчинений з корисливих мотивів, судимість з

якої не знято або не погашено у встановленому законом

порядку, тощо (стаття 17 Закону № 2289));

 виявлення попередніми контрольними заходами у

замовника порушень законодавства у сфері державних за-

купівель.

Одними із основних джерел для проведення моніто-

рингу державних закупівель є:

– інформація про закупівлі, що підлягає опублікуван-

ню в державному офіційному друкованому виданні з пи-

тань державних закупівель „Вісник державних закупівель”,

у міжнародному інформаційному виданні з питань держав-

них закупівель;

– інформація про закупівлі, що підлягає оприлюднен-

ню на веб-порталі уповноваженого органу;

30

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

– листи, заяви та скарги фізичних та юридичних осіб з

приводу рішення, дії чи бездіяльності замовника, що супе-

речить законодавству у сфері державних закупівель і внаслі-

док яких порушено право чи законні інтереси такої особи;

– звернення народного депутата України, правоохо-

ронних органів, юридичних і фізичних осіб з інформацією

про факти порушень у сфері державних закупівель;

– інформація про ціни на відповідні товари, роботи та

послуги, отримана від уповноважених органів;

– інформація, розміщена в засобах масової інформа-

ції, про факти порушень і зловживань у сфері державних

закупівель;

– інша інформація, отримана в установленому зако-

нодавством порядку (наприклад, інформація, отримана за

результатами аналізу документів об’єкта контролю, нада-

них на письмовий запит контролюючого органу).

Перелік копій документів, необхідних для прове-

дення аналізу процедури закупівлі:

 річний план закупівель та інформація щодо його

оприлюднення;

 положення про комітет з конкурсних торгів та доку-

менти, що затверджують його склад (з усіма змінами та до-

повненнями);

 документи про проходження членами комітет з кон-

курсних торгів (зокрема головою, заступником голови та

секретарем) навчання (підвищення кваліфікації) у сфері

державних закупівель;

 документація конкурсних торгів (з усіма додатками,

змінами та доповненнями);

 протоколи засідань комітету з конкурсних торгів (з

додатками щодо обрання процедури закупівлі, розкриття

пропозицій конкурсних торгів, оцінки та визначення пере-

можця торгів);

 інформаційні матеріали замовника та учасників

(оголошення, запрошення, запити, роз’яснення, повідом-

лення тощо);

31

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

 пропозиції учасників зазначених торгів (разом з усі-

ма документами, що вимагаються законодавством та доку-

ментацією конкурсних торгів), відомості про які зафіксова-

ні в протоколі розкриття пропозицій конкурсних торгів;

 документи про результати розгляду скарг замовни-

ком та/або уповноваженим органом, судами, чи іншими

уповноваженими органами відповідно до законодавства;

 звіти про результати здійснення процедури закупівлі

(з усіма додатками);

 договір (в разі його укладення), а також первинні

документи щодо виконання договору (накладні, акти при-

ймання-передачі, виписки банку, тощо).

Слід звернути увагу, що всі витребувані копії докуме-

нтів по процедурі закупівлі повинні бути належним чином

у відповідності до чинного законодавства.

У разі ненадання об’єктом контролю документів

протягом 5 робочих днів з дня отримання запиту, вирі-

шується питання щодо доцільності проведення виїзної

позапланової перевірки державних закупівель.

При проведенні аналізу отриманих матеріалів врахо-

вуються вимоги Закону № 2289 та підзаконних норматив-

но-правових актів, виданих на виконання Закону № 2289.

У разі встановлення органом Держфінінспекції за ре-

зультатами аналізу документів об’єкта контролю порушень,

об’єкту контролю надсилається лист з рекомендацією усу-

нути порушення чинного законодавства.

У листі зазначається термін надання відповіді

об’єктом контролю органу Держфінінспекції, прохання

щодо надання документів для підтвердження факту усу-

нення порушень, а також зазначається, що в разі не надання

об’єктом контролю відповіді територіальному органу Дер-

жфінінспекції може бути проведена позапланова перевірка

або ревізія.

32

РОЗДІЛ 1. ДЕРЖАВНА ФІНАНСОВА ІНСПЕКЦІЯ УКРАЇНИ ЯК ОРГАН

ФІНАНСОВОГО КОНТРОЛЮ У СФЕРІ ЗАКУПІВЕЛЬ

Важливо !

Якщо об’єктом контролю за результатами розгля-

ду листа у визначений в ньому термін не усунуто пору-

шення та не надано підтверджуючих документів, в

трьохденний строк вирішується питання щодо доцільно-

сті проведення перевірки державних закупівель та вра-

хування висновків про результати моніторингу підрозді-

лом органу Держфінінспекції під час здійснення планової

ревізії.

Водночас, ще раз наголошуємо, що моніторинг дер-

жавних закупівель не є окремим контрольним заходом у

розумінні норм чинного законодавства, а тому за його ре-

зультатами об’єктам моніторингу не направляються вимоги

по усунення виявлених порушень та на винних посадових

осіб об’єктів контролю не складаються протоколи про ад-

міністративне правопорушення за статтею 164-14 КУпАП.

33

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

РОЗДІЛ 2.

ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ

ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ

КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

ДЛЯ ПІДВИЩЕНЯ ЙОГО ЕФЕКТИВНОСТІ

Запорука успіху будь-якого державного фінансового

контролю, насамперед, полягає в належній підготовці до

проведення контрольного заходу.

При цьому, сфера державних закупівель після прийн-

яття у 2010 році базового Закону України „Про здійснення

державних закупівель” стала суттєво відкритою для отри-

мання контролюючими органами інформації про неї, при

ретельному та послідовному аналізі якої досягнення ефек-

тивності контрольних заходів у сфері прок’юременту зрос-

тає у геометричній прогресії.

Крім того, значну частину інформації (в тому числі

офіційної) при підготовці до проведення контролю на да-

ний час, завдяки розвитку сучасних інформаційних техно-

логій, є можливість отримати у режимі „он-лайн” за допо-

могою мережі Інтернет.

Отже, керуючись досвідом практичної діяльності,

спробуємо детальніше проаналізувати засоби отримання

інформації про державні закупівлі, що є доцільною в пода-

льшому її використанні при проведенні контрольних захо-

дів у цій сфері.

Так, основні джерела інформації про державні закупі-

влі умовно можна поділити на 3 групи:

– інформація про державні закупівлі, яка отримана з

офіційних джерел;

– інформація з різноманітних друкованих та електро-

нних джерел про заплановані та проведені замовниками

процедури торгів за державні кошти;

34

РОЗДІЛ 2. ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ДЛЯ ПІДВИЩЕНЯ ЙОГО ЕФЕКТИВНОСТІ

– інформація із засобів масової інформації, відомості

різноманітних громадських організацій, що контролюють

сферу державних закупівель, спеціалізовані видання та веб-

ресурси;

– інші довідкові джерела інформації, що мають віль-

ний доступ, тощо.

Інформація, що аналізується, отримана

з офіційних джерел

Першочерговою ланкою джерел інформації щодо

сфери державних закупівель є офіційна інформація, що на-

копичується та систематизується відповідними органами

державної влади та місцевого самоврядування, правоохо-

ронними, судовими та контролюючими органами, методо-

логічна, нормативна, аналітична, статистична інформація,

тощо.

До зазначених джерел отримання інформації, зокрема,

відносяться (таблиця 1):

Таблиця 1

Джерело отримання

Суть інформації та напрями її викорис-

інформації

тання при проведенні контрольних заходів

у сфері державних закупівель

Матеріали попере-

Зазначена інформація аналізується на

дніх контрольних

предмет встановлення типових порушень у

заходів, що проводи-

сфері державних закупівель в розрізі конкре-

лись у минулому

тного об’єкта контролю або відповідної галу-

органами ДКРС (Де-

зі господарства, визначення критеріїв основ-

ржфінінспекції)

них ризиків, планування та організації про-

України, іншими

ведення контрольного заходу, визначення

контролюючими

приоритетних питань дослідження.

органами

Нормативно – пра-

Протягом усього періоду існування сис-

вова база, що регу-

теми державних закупівель в Україні, не бу-

лює сферу держав-

ло прийнято жодного консолідованого нор-

них закупівель

мативно-правового акту, що б зміг всебічно

35

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

охопити всі нюанси організації та здійснення

державних тендерів для забезпечення стало-

го розвитку самої системи загалом, що не

сприяло ефективності її існування.

На даний час сфера регулюється базовим

Законом № 2289 та іншими нормативно-

правовими актами, прийнятими на його ви-

конання – постановами та розпорядженнями

Кабінету Міністрів України, Указами Прези-

дента України, наказами та роз’ясненнями

Уповноваженого органу, інших контролюю-

чих органів.

Ретельне дослідження нормативно – пра-

вової бази, що регулює сферу державних

закупівель, вкрай необхідне для чіткого тра-

ктування виявлених порушень та недоліків у

актах контрольних заходів, правомірного

притягнення до відповідальності винних

осіб, визначення збитків.

Інформація щодо

Нормативні акти стосовно особливостей

стану у сфері держа-

здіснення закупівель за державні кошти

вних закупівель, що суб’єктами державних закупівель, особливо-

отримана від Верхо-

стей закупівель за державні кошти окремо

вної Ради України,

визначених предметів закупівлі та виведення

Кабінету Міністрів

з-під дії конкурсного законодавства, розпо-

України, інших ор-

рядження, доручення, листи, аналітична ін-

ганів державної

формація, оглядові листи.

влади

Надає можливість надати загальну оцінку

стану сфери державних закупівель, можливі

напрями її удосконалення та реформування,

визначення приоритетних напрямків її стало-

го розвитку.

Інформація щодо

Досить великий масив інформації, що

зловживань у сфері

включає до себе:

державних закупі-

1) інформацію, що міститься на офіцій-

вель, отримана від

них веб-порталах правоохоронних та конт-

правоохоронних та

ролюючих органів у сфері державних закупі-

інших контролюю-

вель, їх територіальних підрозділів – Упов-

чих органів,

новаженого органу (www.me.gov.ua), Рахун-

36

РОЗДІЛ 2. ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ДЛЯ ПІДВИЩЕНЯ ЙОГО ЕФЕКТИВНОСТІ

народних депутатів,

кової палати (www.ac-rada.gov.ua), Держав-

фізичних та юриди-

ної

казначейської

служби

чних осіб, громадсь-

(www.treasury.gov.ua), Державної служби

ких організацій та

статистики (www.ukrstat.gov.ua), Антимоно-

засобів масової

польного комітету (www.amc.gov.ua), Гене-

інформації

ральної прокуратури (www.gpu.gov.ua), Мі-

ністерства

внутрішніх

справ

(www.mvs.gov.ua), Служби безпеки України

(www.sbu.gov.ua).

2) оперативна інформація від правоохо-

ронних органів, отримана ними при вико-

нанні покладених на них завдань та відпові-

дним способом доведена до органів Держфі-

ніспекції України, що може свідчити про

скоєння замовниками торгів або окремими

посадовими особами кримінальних проступ-

ків або корупційних проявів, а також щодо

контрагентів, які приймали участь в проце-

дурі закупівлі – чи є вони пов’язаними осо-

бами, на якій формі оподаткування оформле-

ні, чи не мають ознак фіктивності, тощо.

3) звернення народних депутатів, фізич-

них та юридичних осіб, громадських органі-

зацій та засобів масової інформації – отриму-

ється інформація щодо можливих порушень

при здійсненні об’єктами контролю проце-

дур закупівель за державні кошти.

Акти Уповноваже-

Згідно зі статтею 7 Закону № 2289 держа-

ного органу

вне регулювання та контроль у сфері закупі-

вель разом з іншими контролюючими орга-

нами здійснює Уповноважений орган – Міні-

стерство економічного розвитку і торгівлі

України, до функцій якого віднесено й моні-

торинг державних закупівель, метою якого є

забезпечення додержання замовниками зако-

нодавства у сфері державних закупівель та

ефективного і раціонального використання

державних коштів, максимальної їх економії

при здійсненні державних закупівель.

Під терміном „моніторинг закупівель” у

відповідності до вимог пункту 15 частини 1

37

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

статті 1 Закону № 2289 розуміється система-

тичне спостереження за проведенням замов-

никами процедур державних закупівель з

метою аналізу їх ефективності та належного

дотримання законодавства у сфері держав-

них закупівель.

Наказом Міністерства економічного роз-

витку і торгівлі України від 19.10.2011 №

155, що зареєстрований в Міністерстві юсти-

ції України 01 грудня 2011 року за №

1377/20115, затверджений Порядок здійс-

нення моніторингу державних закупівель, що

визначає процедуру здійснення Міністерст-

вом економічного розвитку і торгівлі Украї-

ни моніторингу державних закупівель.

Відповідно до вимог зазначеного Порядку

моніторинг закупівлі може здійснюватись у

будь-який час незалежно від строків прове-

дення процедур закупівель, укладення та

виконання договору, який передбачає при-

дбання товарів, робіт чи послуг за державні

кошти, та щодо будь-якого періоду, почина-

ючи з планування і закінчуючи виконанням

зобов’язань за договором, укладеним за ре-

зультатами відповідної процедури закупівлі.

Результати діяльності Уповноваженого

органу оприлюднюються на офіційному веб-

сайті – www.me.gov.ua у рубриці „Державні

закупівлі”, у якій розміщуються: листи інфо-

рмативного характеру щодо застосування

законодавства у сфері державних закупівель;

роз’яснення Уповноваженого органу; листи–

повідомлення щодо здійснення моніторингу

державних закупівель; висновки за результа-

тами здійснення Уповноваженим органом

моніторингу державних закупівель.

Зазначена інформація містить факти пору-

шень вимог чинного законодавства у сфері

державних закупівель з боку комітетів з конку-

рсних торгів замовників, що може бути вико-

ристано при проведенні контрольних заходів.

38

РОЗДІЛ 2. ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ДЛЯ ПІДВИЩЕНЯ ЙОГО ЕФЕКТИВНОСТІ

Рішення органу

Відповідно до статті 18 Закону № 2289

оскарження

особа, право чи законний інтерес якої пору-

шено внаслідок рішення, дії чи бездіяльності

замовника (розпорядника державних коштів,

який здійснює закупівлю), може звернутися

до замовника з вимогою щодо усунення по-

рушення під час проведення процедури заку-

півлі – скаргою.

Відповідно до частини 3 статті 8 Закону

функцію органу оскарження покладено на

Антимонопольний комітет України.

Антимонопольний комітет України як ор-

ган оскарження з метою неупередженого та

ефективного захисту прав та законних інте-

ресів осіб, пов’язаних із участю у процедурах

державної закупівлі, розглядає скарги про

порушення законодавства у сфері державних

закупівель створеною постійно діючою адмі-

ністративною колегією. Рішення постійно

діючої адміністративної колегії приймаються

від імені Антимонопольного комітету Украї-

ни. Рішення органу оскарження набирають

чинності з дня їх прийняття та є

обов’язковими для виконання замовниками

та особами, яких вони стосуються. Рішення

органу оскарження підлягають обов’язковій

публікації в державному офіційному друко-

ваному виданні з питань державних закупі-

вель, а також не пізніше наступного робочо-

го дня після їх прийняття оприлюднюються

на веб-порталі Антимонопольного комітету

України в рубриці „Оскарження державних

закупівель” – www.amc.gov.ua.

Інформація містить факти порушень ви-

мог чинного законодавства у сфері держав-

них закупівель з боку комітетів конкурсних

торгів замовників.

Державне

Ресурс надає змогу у режимі „он-лайн”

підприємство

отримати інформацію з:

Інформаційно-

1)

Єдиного державного реєстру юри-

ресурсний центр

дичних осіб та фізичних осіб – підприємців –

автоматизованої системи збирання, накопи-

39

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Режим доступу:

чення, захисту, обліку та надання інформації

www.irc.gov.ua

про юридичних осіб та фізичних осіб – під-

приємців (Закон України „Про державну ре-

єстрацію юридичних осіб та фізичних осіб –

підприємців”);

2)

Єдиного ліцензійного реєстру – ав-

томатизованої системи збирання, накопичен-

ня та обліку даних з питань ліцензування

певних видів господарської діяльності (від-

повідно до вимог постанови Кабінету Мініс-

трів України „Про затвердження Порядку

формування, ведення і користування відомо-

стями ліцензійного реєстру та подання їх до

Єдиного ліцензійного реєстру” № 1658 від

08.10.2000).

Пошук в Єдиному ліцензійному реєстрі

дає змогу перевірити у суб’єкта господарю-

вання наявність діючої ліцензії, на вид гос-

подарської діяльності та орган ліцензування,

який видав ліцензію.

Пошук може здійснюватися за наступни-

ми критеріями:

-

по юридичній особі – за ко-

дом ЄДРПОУ або за найменуванням;

-

по фізичній особі-підприємцю – за

кодом ІПН або за ПІБ підприємця;

-

за серією та номером ліцензії.

3)

Реєстру документів дозвільного

характеру – єдиної автоматизованої загаль-

нодержавної системи збирання, накопичення,

захисту, обліку та надання відомостей про

видачу документів дозвільного характеру,

відмову в їх видачі, переоформлення, видачу

дублікатів, анулювання (згідно Закону Укра-

їни „Про дозвільну систему у сфері госпо-

дарської діяльності”).

Вищезазначена інформація може бути ви-

користана для попереднього дослідження

статусу учасників процедур закупівель за

державні кошти на предмет їх відповідності

кваліфікаційним критеріям, що встановлені

статтею 16 Закону № 2289.

40

РОЗДІЛ 2. ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ДЛЯ ПІДВИЩЕНЯ ЙОГО ЕФЕКТИВНОСТІ

Офіційний портал

Портал у вільному доступі містить відо-

Міністерства доходів мості щодо наступних баз даних:

і зборів України

-

Реєстру платників ПДВ;

-

анульованих

свідоцтв

платників

Режим доступу:

ПДВ;

www.minrd.gov.ua

-

адрес масової реєстрації платників

податків;

-

„Перевірка свідоцтва платника єди-

ного податку”.

Крім того, в опції „Дізнайся більше про

свого бізнес-партнера” є можливість отрима-

ти за кодом ЄДРПОУ або точною назвою

публічну інформацію з різних баз даних

Державної податкової служби України щодо

надійності відповідного суб’єкта господарю-

вання.

Інформація стане у нагоді для попере-

днього дослідження статусу учасників про-

цедур закупівель за державні кошти на пред-

мет їх відповідності кваліфікаційним крите-

ріям, що встановлені статтею 16 Закону №

2289.

Інформація з

Єдиний державний реєстр судових рі-

Єдиного державного шень є автоматизованою системою збирання,

реєстру судових

зберігання, захисту, обліку, пошуку та на-

рішень

дання електронних копій судових рішень.

До Реєстру вносяться судові рішення

Режим доступу:

Верховного Суду України, вищих спеціалі-

www.reyestr.court.gov.ua зованих, апеляційних та місцевих судів –

вироки, рішення, постанови, накази, ухвали,

окремі ухвали (постанови) суду, що ухвалені

(постановлені) судами у кримінальних, циві-

льних, господарських справах, у справах ад-

міністративної юрисдикції, у справах про

адміністративні правопорушення, крім судо-

вих рішень, які містять інформацію, що є

державною таємницею.

Є корисним для вивчення та узагальнення

судової практики щодо розгляду справ за

злочинами та правопорушеннями у сфері

державних закупівель (в тому числі судової

41

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

практики за результатами розгляду місцеви-

ми судами адміністративних справ за стат-

тею 164-14 КУпАП).

Інформація з

Єдиний реєстр досудових розслідувань –

Єдиного реєстру

автоматизована електронна база даних, від-

досудових

повідно до якої здійснюється збирання, збе-

розслідувань

рігання, захист, облік, пошук, узагальнення

даних, які використовуються для формуван-

Режим доступу:

ня звітності, а також надання інформації про

www.erdr.gp.gov.ua

відомості, внесені до Реєстру.

Реєстр утворено та ведеться відповідно до

вимог Кримінального процесуального кодек-

су України з метою забезпечення: єдиного

обліку кримінальних правопорушень та при-

йнятих під час досудового розслідування

рішень, осіб, які їх учинили, та результатів

судового провадження; – оперативного конт-

ролю за додержанням законів під час прове-

дення досудового розслідування; аналізу

стану та структури кримінальних правопо-

рушень, вчинених у державі.

Держателем Реєстру є Генеральна проку-

ратура України.

Проте, слід зазначити, що доступ до за-

значеного ресурсу можна отримати лише

правоохоронним органам, звернувшись до

органів прокуратури для отримання електро-

нного ключа доступу.

Веб-ресурс

Веб-ресурс призначений для надання до-

„Розшук МВС Укра-

помоги щодо розшуку тих, хто переховуєть-

їни”

ся від органів влади й транспортних засобів.

Режим доступу:

www.mvs.gov.ua/mvs/

control/investigation/

search/

wantedPerson

Офіційний веб-сайт

На зазначеному веб-ресурсі акумулюєть-

Агентства з розвитку ся система баз даних, основну частину якої

інфраструктури

складає Інформаційна база даних емітентів –

42

РОЗДІЛ 2. ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ДЛЯ ПІДВИЩЕНЯ ЙОГО ЕФЕКТИВНОСТІ

фондового ринку

інформаційна система, що містить повну ін-

України

формацію про учасників фондового ринку

(для її перегляду потрібно зареєструватись на

Режим доступу:

сайті).

www.smida.gov.ua

Доступні категорії пошуку:

– емітенти – інформаційна база даних,

що містить приблизно 20 тис. емітентів, що

розміщували в Загальнодоступній інформа-

ційній базі даних НКЦПФР про ринок цінних

паперів звітність (регулярну та нерегулярну

інформацію), починаючи з 2003 року та до

теперішнього часу;

– професійні учасники – база даних, що

містить інформацію про професійних учас-

ників фондового ринку України: відомості

про реєстраторів, торговців цінними папера-

ми, зберігачів, компанії з управління актива-

ми, аудиторів, депозитаріїв, організаторів

торгівлі;

– правопорушення – інформаційна база

даних, що містить усі факти скоєних право-

порушень на фондовому ринку емітентами

цінних паперів, починаючи з 2002 року та до

теперішнього часу;

– власники 10% – інформаційна база да-

них, що містить відомості про власників ве-

ликих пакетів (10 і більше відсотків) акцій

емітентів цінних паперів;

– випуски – Державний реєстр випусків

цінних паперів, що містить у собі інформа-

цію щодо зареєстрованих НКЦПФР випусків

акцій, облігацій підприємств, облігацій міс-

цевих позик, цінних паперів інститутів спі-

льного інвестування, іпотечних сертифікатів,

іпотечних облігацій та сертифікатів фондів

операцій з нерухомістю, інформацію щодо

скасування реєстрації та зупинки обігу цін-

них паперів тощо;

– друковані видання – Реєстр публікацій

офіційних видань НКЦПФР: бюлетень „Ві-

домості Національної комісії з цінних папе-

рів та фондового ринку” та газета „Бюлетень.

Цінні папери України”.

43

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Офіційний веб-сайт

Загальнодоступна інформаційна база да-

Національної комісії них Національної комісії з цінних паперів та

з цінних паперів та

фондового ринку про ринок цінних паперів.

фондового ринку

України

Режим доступу:

www.stockmarket.gov.ua

Офіційний веб-сайт

На веб-ресурсі розміщені бази даних та

Державного підпри-

інформаційно-довідкові системи щодо даних

ємства „Українсь-

інтелектуальної власності (реєстр зареєстро-

кий інститут проми-

ваних товарних знаків та послуг, база даних

слової власності”

промислових знаків, база даних винаходів,

тощо).

Режим доступу:

www.uipv.org/ua/bases.

html

Єдиний державний

Доступ сторін виконавчого провадження

реєстр виконавчих

до Єдиного державного реєстру виконавчих

проваджень

проваджень. Підсистема інформаційних по-

відомлень про публічні торги з реалізації

Режим доступу:

арештованого (та конфіскованого) майна

www.trade.informjust.ua/ надає можливість користувачам отримувати

деталізовану інформацію про умови торгів,

лоти й майно, що виставлені на торги, й ре-

зультати проведених торгів.

Реєстр учасників

Реєстр, що веде регулюючий та наглядо-

фондового ринку

вий орган державної влади – Національна

України

комісія з цінних паперів та фондового ринку

України, містить відомості про професійних

Режим доступу:

учасників фондового ринку – фондові біржі,

www.nssmc.gov.ua/

торговців цінними паперами, емітентів,

fund/registers

зберігачів та компанії з управління активами.

Офіційний веб-сайт

Ресурс містить реєстри ліцензіатів Наці-

Національної комісії, ональної комісії, що здійснюють господарсь-

що здійснює держав-

ку діяльність у сфері централізованого водо-

не регулювання у

постачання та водовідведення й у сфері теп-

сфері комунальних

лопостачання:

послуг

– повна назва;

– поштовий індекс, юридична адреса;

Режим доступу:

– номер бланка ліцензії;

– дата початку / дата закінчення ліцензії;

www.nkp.gov.ua

– дата прийняття постанови (рішення).

44

РОЗДІЛ 2. ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ДЛЯ ПІДВИЩЕНЯ ЙОГО ЕФЕКТИВНОСТІ

Зведений перелік

Згідно з Порядком складання та ведення

суб’єктів природних зведеного переліку суб’єктів природних мо-

монополій

нополій, затвердженого Розпорядженням

Антимонопольного комітету України № 874-

Режим доступу:

р 19.12.2012, до Зведеного переліку включа-

www.amc.gov.ua

ються суб’єкти господарювання (юридичні

/amku/control/

особи), які виробляють (реалізують) товари

main/uk/publish

на ринках, що перебувають у стані природної

/article/94020

монополії та включені до реєстрів суб’єктів

природних монополій у відповідних сферах

органами, що здійснюють державне регулю-

вання у сфері природних монополій. Зведе-

ний перелік суб’єктів природних монополій

розміщується щомісяця до 20 числа на офі-

ційному веб-сайті Антимонопольного комі-

тету України

Комплексна інфор-

Реєстр фінансових організацій у розрізі:

маційна система Де-

ідентифікаційного коду за ЄДРПОУ, на-

ржфінпослуг

йменування установи, статусу і типу фінан-

сової установи, виду фінансової послуги.

Режим доступу:

www.kis.nfp.gov.ua

Електронна система

ЕСКРІН є частиною інформаційного ре-

комплексного роз-

сурсу загальнодоступної інформаційної бази

криття

даних Державної комісії з цінних паперів та

інформації

фондового ринку про ринок цінних паперів,

(ЕСКРІН)

яка є основою для ефективної взаємодії між

регулятором, емітентами, інвесторами та

Режим доступу:

громадськістю (потенційними інвесторами) у

www.escrin.nssmc.

частині доступу до оприлюдненої інформації

gov.ua/ReportSearch.

про діяльність емітентів цінних паперів згід-

aspx

но з вимогами до розкриття інформації, пе-

редбаченими законами України „Про цінні

папери та фондовий ринок”, „Про акціонерні

товариства” та відповідно до міжнародних

стандартів, закріплених у принципах Міжна-

родної організації комісій з цінних паперів

(IOSCO).

45

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Інформація з різноманітних друкованих та електронних

джерел інформації про заплановані та проведені замов-

никами процедури торгів за державні кошти

Частиною 1 статті 4 Закону № 2289 визначено, що за-

купівлі здійснюються тільки відповідно до річного плану.

При цьому, річний план та додаток до нього не підля-

гають оприлюдненню в державному офіційному друкова-

ному виданні з питань державних закупівель та на веб-

порталі

Уповноваженого

органу

за

адресою

www.tender.me.gov.ua.

Разом з тим, річний план закупівель та зміни до нього

підлягають оприлюдненню шляхом розміщення на власно-

му веб–сайті замовника або за його відсутності на веб–сайті

головного розпорядника бюджетних коштів протягом п’яти

робочих днів з дня їх затвердження.

Річний план і зміни до нього також надсилаються

Державній казначейській службі України та Уповноваже-

ному органу протягом 5 робочих днів з дня затвердження.

Таким чином, відомості щодо запланованих об’єктом

торгів закупівель товарів, робіт і послуг за державні кошти,

є можливість отримати шляхом:

 дослідження інформації щодо запланованих заку-

півель на власному – веб-сайті замовника (у разі його від-

сутності – на веб–сайті головного розпорядника бюджетних

коштів);

 отримання інформації та відповідних копій доку-

ментів щодо планування від органів Державної казначейсь-

кої служби України та Міністерства економічного розвитку

і торгівлі України.

Водночас, річні плани державних закупівель та зміни

до них замовників торгів іноді замовниками торгів розмі-

46

РОЗДІЛ 2. ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ДЛЯ ПІДВИЩЕНЯ ЙОГО ЕФЕКТИВНОСТІ

щуються також на офіційних порталах відповідних місце-

вих державних адміністрацій та рад.

Слід зазначити, що дослідження інформації щодо за-

твердження річного плану державних закупівель, може вже

на стадії підготовки до проведення контрольного заходу

виявити можливі порушення законодавства у сфері держа-

вних закупівель (наприклад, у разі відсутності річного пла-

ну закупівель на власному веб-сайті об’єкту контролю (веб-

сайті головного розпорядника бюджетних коштів) можливо

визначити критерій ризику щодо порушення замовником

вимог законодавства в частині неоприлюднення інформації

про державні закупівлі).

Також, в залежності від контрольного періоду, про-

аналізувавши річний план закупівель можливо дізнатися

про заплановані та проведені процедури закупівлі для по-

дальшого аналізу процедури закупівлі на веб-порталі інфо-

рмаційного бюлетеню „Вісник державних закупівель” з ме-

тою направлення необхідних запитів, проведення зустріч-

них звірок або проведення порівняльного аналізу цін, за

якими здійснено закупівлі об’єктом контролю.

Разом з тим, пунктами 10 та 11 частини 1 статті 8 За-

кону № 2289 передбачається, що Уповноважений орган ви-

ступає засновником та забезпечує видання безоплатного

державного офіційного друкованого видання з питань дер-

жавних закупівель; виступає засновником та забезпечує ви-

дання безоплатного міжнародного інформаційного видання

з питань державних закупівель.

Поряд з цим, частина 3 статті 10 Закону № 2289 пе-

редбачає, що процедура закупівлі, крім закупівель за про-

цедурою електронного реверсивного аукціону, попередня

кваліфікація учасників не можуть проводитися до/без пуб-

лікації оголошення про проведення процедури закупівлі в

державному офіційному друкованому виданні з питань

державних закупівель.

47

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

При цьому, наказом Міністерства економіки України

від 28.07.2010 № 932 „Про визначення офіційного друкова-

ного видання з питань державних закупівель, міжнародного

інформаційного видання з питань державних закупівель та

веб-порталу Уповноваженого органу з питань закупівель”

визначено:

– офіційним друкованим виданням з питань держав-

них закупівель – інформаційний бюлетень „Вісник держав-

них закупівель”;

– міжнародним інформаційним виданням з питань

державних закупівель – міжнародне друковане видання

„Announcer of the public purchasing”;

– веб-порталом Уповноваженого органу у сфері заку-

півель – офіційний загальнодержавний веб-портал „Держа-

вні закупівлі” за адресою в мережі Інтернет –

www.tender.me.gov.ua.

Портал є єдиним офіційним джерелом інформації у

мережі Інтернет, що розміщує оголошення про заплановані

закупівлі та результати закупівель за державні кошти. Ра-

зом з тим, інформація щодо оголошень на веб-порталі

„Державні закупівлі” та інформація оголошень офіційного

державного друкованого видання „Вісник державних заку-

півель” є ідентичними.

За допомогою порталу можливе отримання інформа-

ції про державні закупівлі в розрізі стадій проведення заку-

півлі за критеріями пошуку:

 дата та номер „Вісника державних закупівель”,

номер оголошення;

 предмет, галузь та процедура закупівлі;

 діапазон дат торгів та публікації оголошення;

 дата укладання договору;

 замовник та регіон замовника;

 переможець торгів.

Разом з тим, в мережі Інтернет створено та успішно

діють низка спеціалізованих комерційних сайтів, що роз-

48

РОЗДІЛ 2. ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ДЛЯ ПІДВИЩЕНЯ ЙОГО ЕФЕКТИВНОСТІ

міщують оголошення про заплановані державні закупівлі

(торги) та про їх результати (таблиця 2):

Таблиця 2

Назва спеціалізованого інфо-

Інформаційна складова порталу

рмаційного ресурсу, режим

доступу

„Портал торгов и тендеров”

Містить інформацію про держа-

вні закупівлі в розрізі регіонів,

Режим доступу:

предметів, галузей, замовників тор-

www.goszakupka.com.ua

гів, нормативно – правову базу та

іншу корисну інформацію.

Платний доступ

Портал Ua-tenders.com

Спеціалізований сайт, що міс-

тить каталоги тендерів в розрізі

Режим доступу:

галузей, каталоги замовників та

www.ua-tenders.com

постачальників.

Платний доступ

Портал ТендерГид

Моніторинг тендерів та закупі-

вель (єдина пошукова система дер-

Режим доступу:

жавних закупівель та комерційних

www.tendergid.ua

тендерів за оголошеннями в розрізі

замовників, предметів, регіонів,

Платний доступ

галузей).

Портал Центр супроводу

На сайті безкоштовно розміщу-

державних закупівель

ється інформація про торги, що

проводяться в Україні в розрізі га-

Режим доступу:

лузей народного господарства, но-

www.tenderhelp.net

рмативно – правова база, консуль-

тації та інша інформація.

Доступ до ресурсу можливий

після реєстрації на сайті.

Портал E-Tenders

Портал акумулює базами тенде-

рів, нормативною базою, шаблона-

Режим доступу:

ми документів, новинами у сфері

www.e-tenders.com.ua

державних закупівель.

49

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Інформація із засобів масової інформації, відомості

різноманітних громадських організацій, що

контролюють сферу державних закупівель,

спеціалізовані видання та веб-ресурси

Ключовою позицією отримання інформації для нале-

жного проведення контролю у сфері державних є інформа-

ція, отримана з різноманітних електронних та друкованих

видань, з мережі Інтернет, сайтів громадських організацій,

тощо.

Статтею 9 Закону № 2289 визначена можливість здій-

снення громадського контролю шляхом вільного доступу

до всієї інформації щодо державних закупівель, яка підля-

гає оприлюдненню відповідно до цього Закону. Водночас,

замовники і учасники процедур закупівель та Уповноваже-

ний орган повинні сприяти залученню громадськості до

здійснення контролю у сфері закупівель відповідно до за-

конів України „Про об’єднання громадян”, „Про звернення

громадян” і „Про інформацію”.

На даний час в Україні запроваджена діяльність низки

громадських організацій, що здійснюють контроль у сфері

державних закупівель, кожна з яких має відповідний інфо-

рмаційний ресурс у мережі Інтернет, на яких висвітлюється

злободенні питання недотримання замовниками конкурс-

них торгів вимог чинного законодавства (таблиця 3).

Таблиця 3

Назва спеціалізованого інфо-

Інформація, що може бути вико-

рмаційного ресурсу, режим

ристана під час підготовки до

доступу

проведення контрольних заходів

Сайт „Закупівлі за державні

Сайт створений для надання за-

кошти”

мовникам та учасникам торгів інфо-

рмаційно – консалтингових, юриди-

Режим доступу:

чних послуг замовникам та учасни-

www.zakupivli.at.ua

кам торгів.

50

РОЗДІЛ 2. ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ДЛЯ ПІДВИЩЕНЯ ЙОГО ЕФЕКТИВНОСТІ

Містить новини законодавства

(останні прийняті нормативно –

правові акти в сфері державних за-

купівель), законодавство (основні

закони та кодекси України), зразки

документів (затверджені форми до-

кументів в сфері державних закупі-

вель), on-line режим надання безко-

штовних консультацій (в тому числі

з питань особливостей закупівель

газу, послуг поштового зв’язку, во-

допостачання, електричної енергії,

постачання теплової енергії та ін-

ших питань).

Портал Ua-tenders.com

Спеціалізований сайт, що міс-

тить різноманітну інформацію про

Режим доступу:

державні закупівлі: каталог тендерів

www.ua-tenders.com

в розрізі галузей, каталоги замовни-

ків та постачальників, законодавст-

во, форуми, аналітику, консультації

в режимі „питання – відповідь”.

Один з найоперативніших спо-

собів отримання інформації у сфері

державних закупівель, тендерів,

новин, коментарів і змін до конкур-

сного законодавства України в ре-

жимі реального часу.

Сайт „Закупівлі”

Відкритий громадський ресурс

бази даних державних закупівель за

Режим доступу:

результатами оголошень у „Віснику

www.z.texty.org.ua

державних закупівель”.

Надає можливість отримати ін-

формацію про державні закупівлі,

що розміщена у „Віснику держав-

них закупівель” за опціями пошуку:

– укладені замовниками догово-

ри про закупівлю за визначений те-

рмін;

– галузева приналежність дого-

ворів;

– замовник торгів;

– переможець торгів;

51

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

– сума договору.

За допомогою сайту легко про-

стежити досвід виконання аналогіч-

них договорів переможцем закупівлі

на території всієї України.

Сайт „За доброчесні держав-

Сайт Громадського Партнерства

ні закупівлі”

“За доброчесні державні закупівлі в

Україні”, що об’єднує понад 50 не-

Режим доступу:

урядових організацій, засобів масо-

www.integrity.pp.ua

вої інформації, бізнес-організацій,

аналітичних центрів та індивідуаль-

них членів, що має на меті зниження

рівня корупції у сфері державних

закупівель задля задоволення суспі-

льних потреб.

Містить матеріали щодо здійс-

нення громадського контролю за

неефективними державними закупі-

влями.

Консультаційний центр

Різноманітна інформація щодо

„Державні закупівлі. Портал сфери державних закупівель (нови-

дистанційного навчання”

ни, бібліотека, статті, підвищення

кваліфікації).

Режим доступу:

www.navcentr.vdz.org.ua

Сайт „НАШІ ГРОШІ”

Сайт „НАШІ ГРОШІ” – спільний

проект журналістів різних видань

Режим доступу:

України, що містить відомості щодо

www.nashigroshi.org

витрачання державних коштів при

проведенні замовниками торгів за-

купівель: аналітика, новини, резо-

нансні торги, інформація про мож-

ливі

порушення

у

сфері

прок’юременту.

Зазначена інформація може бути

використана при проведенні моні-

торингу ризикових державних заку-

півель.

Сайт проекту „Гармонізація

Містить інформацію у сфері

систем конкуренції та дер-

прок’юременту (публікації, посіб-

жавних закупівель України

ники, аналітика, навчальні заходи).

52

РОЗДІЛ 2. ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ДЛЯ ПІДВИЩЕНЯ ЙОГО ЕФЕКТИВНОСТІ

зі стандартами ЄС”

Режим доступу:

www.competitionproject.org.ua

Портал з питань державних

Законодавство, роз’яснення, фо-

закупівель

рум, консультаційні та юридичні

„Центр державних замов-

послуги, методичні рекомендації,

лень”

on-line звернення.

Режим доступу:

http://www.cdz.com.ua

Портал „ПРОТОРГИ-info”

Нормативно – правова база, кон-

сультації, новини.

Режим доступу:

www.protorgi.info/ua/main/

Консалтингові компанії у

Нормативно – правова база та

сфері державних закупівель

консультації щодо сфери державних

закупівель.

Режим доступу:

http://accept.org.ua

http://www.tender1.com.ua

http://t-tender.com.ua/

Разом з тим, для проведення контролю є можливість

користуватись загальною інформацією (резонансні публі-

кації в будь-яких виданнях, журналістська хроніка, офіцій-

ні матеріали) та спеціальною інформацією, що міститься у

виданнях, що обізнані на сфері державних закупівель, се-

ред яких:

– Інформаційний бюлетень „Редукціон” – у виданні

містяться поради та консультації експертів у сфері держав-

них закупівель, новини законодавства, інші матеріали про

державні торги (висновки, наукові, публіцистичні, аналіти-

чні статті).

З електронною версією журналу можна ознайомитись

у мережі Інтернет – www.procurement.in.ua;

– Журнал „Радник в сфері державних закупівель” –

спеціалізоване видання, на шпальтах якого інформація про

53

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

державні закупівлі консолідується за наступними напряма-

ми: новини, поради замовникам та учасникам, нормативні

документи, коментарі, роз’яснення, перевірки, скарги, та

рішення, думки експертів та консультації.

Журнал також має власний веб–сайт у мережі Інтер-

нет – www.radnuk.com.ua;

– Інформаційний бюлетень „Всеукраїнський тижне-

вик закупівель товарів, робіт та послуг” – комерційне ви-

дання, що розміщує оголошення про закупівлі та річні пла-

ни державних закупівель.

Додатково зазначена інформація також розміщується

на

спеціалізованому

порталі

торгів

і

тендерів:

www.goszakupka.com.ua;

– Інформаційно – аналітичне видання „Вісник держа-

вних тендерів України” – щотижневий спеціалізований

друкований засіб масової інформації, що друкує оголошен-

ня про проведення в Україні тендерів, торгів, аукціонів та

закупівель.

Видання розміщує оголошення за відповідними галу-

зями та категоріями; інформацію про проведення міжнаро-

дних торгів (тендерів); інформацію про аукціони з продажу

майна боржників; офіційну інформацію про переможців

торгів (тендерів).

Електронна версія журналу міститься на порталі –

www.ukrtender.com. Крім того, існує платна версія онлайн –

доступу до журналу;

– газета „Огляд закупівель. Тендери, аукціони, конку-

рси, біржові торги” – у виданні висвітлюється інформація

щодо законодавства з роз’ясненнями та коментарями фахі-

вців; поради комітету конкурсних торгів; зміни біржового

законодавства та інвестиційні проекти; моніторингу серед-

ньоринкових цін на товари; моніторингу порушень, вияв-

лених Уповноваженим органом; громадського моніторингу,

біржових оголошень, тощо.

54

РОЗДІЛ 2. ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ДЛЯ ПІДВИЩЕНЯ ЙОГО ЕФЕКТИВНОСТІ

Інші довідкові джерела інформації,

що мають вільний доступ

Враховуючи величезний обсяг баз даних вільного до-

ступу у мережі Інтернет, що можуть бути використані як

при підготовці, так і при безпосередньому проведенню ко-

нтрольних заходів у сфері державних закупівель, наведемо

лише загальновідомі з них (таблиця 4):

Таблиця 4

Назва веб-ресурсу, режим доступу

Інформація з відкритого

порталу, що може стати

в нагоді під час підгото-

вки до проведення конт-

рольних заходів у сфері

державних закупівель

Каталоги фірм України, бази даних

Інформаційні

сайти

підприємств України

про підприємства, актуа-

льні бази даних, безкош-

Режим доступу:

товні бізнес-каталоги, що

www.catalogfirm.com.ua/

містять

відомості

про

www.ua-region.info/

суб’єктів господарювання

www.dir.meta.ua/ru/business/databases/

в розрізі галузей народно-

http://baza.comments.ua/

го господарства, бізнес-

www.ukr-prom.com/

досьє компаній та їх за-

www.spr.ua/

сновників.

www.bin.ua

www.uareestr.com/index.php

www.ua24biz.com/index.php

www.jurportal.org/tax_base

База даних експортерів України

Пошук у базі здійсню-

ється за галуззю та/або

Режим доступу:

ключовому слову (у тому

www.ukrexport.gov.ua/

числі неповному).

rus/ukr_export_exporters/

?country=ukr

55

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Загальний Реєстр наукових

Є можливість отрима-

організацій України

ти інформацію щодо на-

лежності будь-якої уста-

Режим доступу:

нови до міністерства чи

www.store.uintei.kiev.ua/reestr_new.html відомства, назви установи, коду за ЄДРПОУ, адреси,

контактної інформації про

установу, відомостей про

керівництво,

напрямків

наукових досліджень.

Державний реєстр друкованих засобів

Параметри пошуку:

масової інформації та інформаційних

– назва та вид видання;

агентств як суб’єктів інформаційної

– серія та номер свідоц-

діяльності

тва про державну реєст-

рацію.

Режим доступу:

Кінцеві результати по-

www.dzmi.informjust.ua/

шуку дають змогу отри-

мати інформацію щодо:

– серії та номера свідо-

цтва;

– виду видання;

– назви видання;

– дати державної реєст-

рації;

– відомостей про засно-

вників;

– органу, який здійснив

державну реєстрацію.

Єдиний реєстр громадських форму-

Пошук

громадських

вань

формувань у розрізі на-

йменувань за параметрами

Режим доступу:

пошуку: політична партія,

www.rgf.informjust.ua/home/index

благодійна

організація,

творча спілка, торгово-

промислова палата, по-

стійно діючий третейсь-

кий суд, асоціація органів

місцевого самоврядуван-

ня, статут.

Можливість отримання

відомостей щодо реєстра-

56

РОЗДІЛ 2. ПІДГОТОВЧІ ЗАХОДИ ДО ПРОВЕДЕННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ДЛЯ ПІДВИЩЕНЯ ЙОГО ЕФЕКТИВНОСТІ

ційного номера запису в

Єдиному реєстрі, стану

існування

(зареєстрова-

но/ні), повного (скороче-

ного) найменування, но-

мера та дати видачі свідо-

цтва/дубліката свідоцтва,

дати легалізації (реєстра-

ції) громадського форму-

вання.

Довідкові бази даних

Містять

інформацію

щодо баз даних телефон-

Режим доступу:

них номерів України, по-

www.spravkaru.net/ukraine/kiev/

штових індексів.

www.nomer.org

www.services.ukrposhta.com/postindex_

new/

Реєстр адвокатів України

Відповідні ресурси мі-

стять інформацію щодо

Режим доступу:

відповідних осіб, що за-

www.vkka.gov.ua/index.php?page=katal

ймаються

відповідною

ogall

діяльністю у зазначених

сферах.

Реєстр адвокатських об’єднань України

Режим доступу:

www.drsu.gov.ua/show/1159

www.minjust.gov.ua/0/3190

Реєстр нотаріусів України

Режим доступу:

www.ern.informjust.ua/pages/default.aspx

Реєстр атестованих судових експертів

України

Режим доступу:

www.rase.minjust.gov.ua/searchPage?

57

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Реєстр арбітражних керуючих України

www.minjust.gov.ua/0/38169

База даних України

Веб-ресурс містить ві-

„Чорний список „он-лайн”

домості щодо „чорного

списку” осіб, фірм, сайтів,

Режим доступу:

шахраїв, послуг, сервісів у

www.blackbase.info/index.php

всіх сферах.

Категорії пошуку:

– довідкова служба

України;

– база даних жителів

України;

– перевірка фірми „он-

лайн” (фірми та засновни-

ки)

Центр боргів Росії, України, Білорусі,

Інформація про недоб-

Казахстану

росовісні компанії, чорні

списки боржників. Пошук

Режим доступу:

за назвою; ІПН; країною;

www.centerdolgov.ru/

містом.

Таким чином, відмова від архаїчних методів та спосо-

бів здійснення контролю у сфері державних закупівель, з

використанням новітніх інформаційних технологій та ме-

режі Інтернет, приділення належної уваги аналізу та управ-

лінню цією інформацією, буде сприяти оперативності при-

йняття рішень при проведенні контрольних заходів та під-

вищенню їх ефективності, що цілком відповідає реаліям

сьогодення.

Разом з тим, практичний досвід діяльності органів

Держфінінспекції України у сфері контролю за державними

закупівлями переконує, що саме належна підготовка до

проведення контрольного заходу (в тому числі, використо-

вуючи широкі можливості, що надає на даний час „всесвіт-

ня павутина”) є суттєвою складовою отримання позитивних

результатів.

58

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

РОЗДІЛ 3.

МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ

КОНТРОЛЬНИХ ЗАХОДІВ У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ

Проведення контролю щодо дотримання законодавст-

ва у сфері закупівель за державні кошти є комплексом дій

органів Держфінінспекції України, направлених на дослі-

дження документів замовника, виявлення порушень, на-

дання їм належної правової оцінки, вжиття заходів щодо їх

припинення та запобігання їх допущення у подальшому.

Отже, розглянемо основні етапи проведення контро-

льних заходів у сфері державних закупівель органами Дер-

жавної фінансової інспекції України.

Дослідження дотримання вимог законодавства щодо

створення комітету з конкурсних торгів замовника,

кваліфікації його членів, наявності затвердженого

положення про організацію діяльності комітету

з конкурсних торгів, його відповідність нормам діючого

законодавства

Документи, що підлягають дослідженню при про-

веденні контрольного заходу:

 накази про створення комітету з конкурсних тор-

гів, зміни до них;

 протоколи засідань комітету з конкурсних торгів;

 відповідні свідоцтва встановленого зразка про

проходження навчання чи підвищення кваліфікації спеціа-

лістів у сфері здійснення державних закупівель (повторного

навчання або підвищення кваліфікації) (за умови затвер-

дження Уповноваженим органом відповідного порядку);

59

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

 положення про комітет з конкурсних торгів;

 інші документи, що стосуються діяльності коміте-

ту з конкурсних торгів замовника.

Необхідно знати:

Статтею 1 Закону № 2289 визначено, що комітет з

конкурсних торгів – це службові (посадові) особи замовни-

ка (генерального замовника), призначені відповідальними

за організацію та проведення процедур закупівлі згідно з

цим Законом.

Важливо !

Особи, що не є службовими (посадовими) особами

замовника (генерального замовника) – експерти, консу-

льтанти, представники правоохоронних органів, гро-

мадськості, засобів масової інформації, депутати всіх

рівнів, не можуть входити до складу комітету з конкур-

сних торгів.

Правові засади функціонування діяльності комітету з

конкурсних торгів замовника затверджено статтею 11 За-

кону № 2289.

Так, комітет з конкурсних торгів утворюється замов-

ником (генеральним замовником) для організації та прове-

дення процедур закупівель.

Склад комітету з конкурсних торгів та положення про

комітет з конкурсних торгів затверджуються рішенням за-

мовника (генерального замовника). До його складу не мо-

жуть входити посадові особи та представники учасників,

члени їх сімей (подружжя, діти, батьки, рідні брати і сест-

ри, дід, баба, онуки, усиновлювачі, усиновлені, а також ін-

ші особи за умови їх постійного проживання разом із

пов’язаною особою і ведення з нею спільного господарст-

ва), а також народні депутати України, депутати Верховної

60

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Ради Автономної Республіки Крим та депутати міської, ра-

йонної у місті, районної, обласної ради.

До складу комітету з конкурсних торгів входить не

менше п’яти осіб. У разі якщо кількість службових (посадо-

вих) осіб у штатній чисельності працівників замовника є ме-

ншою, ніж п’ять осіб, до складу комітету з конкурсних торгів

мають входити всі службові (посадові) особи замовника.

Зміни до складу членів комітету з конкурсних торгів

затверджуються рішенням замовника.

Зазвичай, членами комітету, насамперед, признача-

ються посадові особи з економічного, юридичного, фінан-

сового підрозділів, а також підрозділу, що займається пи-

таннями матеріально – технічного та інформаційного за-

безпечення замовника.

Голова та секретар комітету з конкурсних торгів

повинні пройти навчання з організації та здійснення за-

купівель. Таке навчання можуть пройти також інші члени

комітету з конкурсних торгів. Порядок зазначеного навчан-

ня встановлюється Уповноваженим органом – Міністерст-

вом економічного розвитку і торгівлі України.

Важливо !

На даний час Уповноваженим органом у відповідно-

сті до вимог пункту 15 частини 1 статті 8 Закону №

2289 не затверджено порядку проходження навчання

спеціалістів у сфері здійснення закупівель та підвищення

кваліфікації. Згідно роз’яснення Міністерства економіч-

ного розвитку і торгівлі України від 30.09.2011 № 3303-

25/12551-07 до набрання чинності порядку проходження

навчання спеціалістів у сфері здійснення закупівель та

підвищення кваліфікації, встановленого Уповноваженим

органом, необхідність проходження навчання з питань

організації та здійснення закупівель головою та секре-

тарем комітету з конкурсних торгів не є обов’язковою.

61

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Керівництво роботою комітету з конкурсних тор-

гів здійснює його голова. Голова комітету з конкурсних

торгів організовує роботу комітету і несе персональну

відповідальність за виконання покладених на комітет

функцій.

До повноважень комітету з конкурсних торгів від-

носяться:

 планування проведення процедур закупівель;

 складання та затвердження річного плану держав-

них закупівель;

 здійснення вибору процедури закупівлі;

 проведення процедури закупівлі, попередньої ква-

ліфікації учасників;

 забезпечення рівних умов для всіх учасників,

об’єктивного та чесного вибору переможця;

 забезпечення складання, затвердження та збері-

гання відповідних документів з питань державних закупі-

вель, визначених Законом № 2289;

 здійснення інших дій, передбачених Законом

№ 2289.

Рішення комітету з конкурсних торгів оформля-

ється протоколом, який підписується усіма членами

комітету, присутніми на засіданні комітету з конкурс-

них торгів. Якщо член комітету з конкурсних торгів відмо-

вився підписати протокол, це заноситься у протокол із за-

значенням причин відмови.

Члени комітету з конкурсних торгів несуть персона-

льну відповідальність за прийняті ними рішення відповідно

до законів України.

Крім того, наказом Міністерства економіки України

від 26.07.2010 за № 916, що зареєстрований в Міністерстві

юстиції України 06.08.2010 за № 622/17917 затверджено

Типове положення про комітет з конкурсних торгів (далі по

тексту – Типове положення).

62

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Типове положення про комітет з конкурсних торгів

визначає порядок створення та організацію діяльності комі-

тету; головні функції комітету; права та обов’язки членів

комітету; відповідальність членів комітету.

Відповідно до норм Типового положення метою ство-

рення комітету з конкурсних торгів є організація та прове-

дення процедур закупівель на засадах колегіальності та не-

упередженості.

Членство в комітеті не має створювати протиріччя

між інтересами замовника та учасника чи між інтересами

учасників процедури закупівлі, наявність якого може впли-

нути на об’єктивність та неупередженість прийняття рі-

шень щодо вибору переможця процедури закупівлі.

Керівництво роботою комітету з конкурсних торгів

здійснює його голова, який призначається рішенням замов-

ника та може мати право на підписання договорів про заку-

півлю у разі надання таких повноважень замовником, офо-

рмлених відповідно до законодавства.

Голова комітету з конкурсних торгів організовує робо-

ту комітету і несе персональну відповідальність за виконан-

ня покладених на комітет функцій; призначає заступника

(заступників) голови, відповідального секретаря з числа чле-

нів комітету та визначає функції кожного члена комітету.

У разі відсутності голови комітету його обов’язки ви-

конує заступник голови комітету (якщо призначено кількох

заступників голови комітету, то голова визначає серед них

виконуючого обов'язки голови комітету на період своєї від-

сутності).

За рішенням комітету з конкурсних торгів можуть за-

лучатись службові (посадові) та інші особи структурних

підрозділів замовника для надання консультацій з техніч-

них питань, що зазначені в документації конкурсних торгів.

Формою роботи комітету з конкурсних торгів є засі-

дання, які скликаються головою комітету. Перелік питань,

63

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

що підлягають розгляду на засіданні комітету, та порядок

денний доводяться до членів комітету не пізніше ніж за два

дні до засідання.

На засіданнях комітету з конкурсних торгів підля-

гають розгляду такі питання:

– планування здійснення процедур закупівель; скла-

дення та затвердження річного плану державних закупі-

вель;

– вибір процедури закупівлі;

– інші питання відповідно до Закону № 2289.

Рішення з питань, що розглядаються на засіданнях

комітету, приймаються простою більшістю голосів у

присутності не менше двох третин членів комітету.

За умови рівного розподілу голосів голос голови ко-

мітету є вирішальним.

Розділом III „Головні функції комітету” Типового по-

ложення визначено, що він відповідає за організацію та

проведення процедур закупівель. У процесі роботи він за-

безпечує реалізацію таких функцій:

– планування протягом року здійснення процедур за-

купівель відповідно до затвердженого кошторису, фінансо-

вого плану (плану асигнувань, плану використання бюдже-

тних (державних) коштів);

– складення та затвердження річного плану держав-

них закупівель;

– здійснення вибору процедури закупівлі;

– проведення процедури закупівель та попередньої

кваліфікації учасників;

– забезпечення рівних умов для всіх учасників, об'єк-

тивного та чесного вибору переможця;

– надання роз’яснення особам, що виявили намір взя-

ти участь у процедурі закупівлі, щодо змісту документації

конкурсних торгів (кваліфікаційної документації) у разі

отримання від останніх відповідних запитів;

64

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

– організація приймання, зберігання, розкриття про-

позиції конкурсних торгів (цінових та кваліфікаційних

пропозицій), забезпечує вибір найбільш економічно вигід-

ної пропозиції на підставі критеріїв та методики оцінки,

визначених у документації з конкурсних торгів (кваліфіка-

ційній документації);

– проведення переговорів з учасниками при прове-

денні процедури закупівлі в одного учасника; оформлення

документів, необхідних для погодження застосування про-

цедури закупівлі в одного учасника у встановленому зако-

нодавством порядку;

– забезпечення складання, затвердження та зберігання

відповідних документів з питань державних закупівель, ви-

значених Законом; оприлюднення інформації про здійснен-

ня закупівель відповідно до вимог Закону № 2289;

– ведення необхідної звітності щодо здійснення про-

цедур закупівель відповідно до вимог законодавства;

– вжиття на добровільній основі належних заходів, у

тому числі з призупиненням процедури закупівлі, для вре-

гулювання питань, зазначених у зверненні з вимогою що-

до усунення порушення під час проведення процедури за-

купівлі;

– забезпечення надання інформації, у тому числі до-

кументів, необхідних для розгляду скарг, які було подано

до органу оскарження; сприяння органам, що здійснюють

державне регулювання та контроль у сфері закупівель, у

виконанні ними своїх повноважень відповідно до законо-

давства, зокрема створення належних умов для проведення

перевірок, надання у встановлений строк необхідних доку-

ментів і відповідних пояснень;

– здійснення інших дій, передбачених Законом

№ 2289.

65

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Права та обов’язки членів комітету з конкурсних

торгів розглянуто у розділі ІV Типового положення. Зок-

рема, вони мають право:

1) виносити питання на розгляд комітету;

2) ознайомлюватися з усіма матеріалами щодо роз-

гляду, оцінки та порівняння пропозицій конкурсних торгів

(цінових та кваліфікаційних пропозицій) учасників проце-

дур закупівель;

3) одержувати від структурних підрозділів замовника

інформацію, необхідну для проведення процедур закупівель;

4) заносити свою окрему думку до протоколів засі-

дань комітету з конкурсних торгів;

5) здійснювати інші дії, передбачені Законом № 2289.

Разом з цим, члени комітету з конкурсних торгів

зобов’язані:

– організовувати та проводити процедури закупівель;

– брати участь в усіх його засіданнях особисто;

– забезпечувати рівні умови для всіх учасників проце-

дур закупівель, об’єктивний вибір переможця;

– в установленому порядку визначати переможців

процедур закупівель, пропозиції конкурсних торгів (цінові

та кваліфікаційні пропозиції) яких за результатами оцінки

визначені найбільш економічно вигідними та акцептовані;

Важливо !

Члени комітету з конкурсних торгів замовника зо-

бов’язані сприяти органам, що здійснюють державне

регулювання та контроль у сфері закупівель, у виконанні

ними своїх повноважень відповідно до законодавства,

зокрема створення належних умов для проведення пере-

вірок, надання у встановлений строк необхідних докуме-

нтів і відповідних пояснень;

– вживати у випадках, передбачених законодавством,

відповідних заходів щодо забезпечення захисту інформації

при здійсненні процедур закупівель;

66

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

– пройти навчання та/або підвищення кваліфікації

спеціалістів у сфері здійснення державних закупівель у по-

рядку, встановленому Міністерством економіки України.

Поряд з цим, члени комітету з конкурсних торгів на

його засіданнях беруть участь в обговоренні та прийнятті

рішень щодо планування здійснення процедур закупівель,

складання та затвердження річного плану державних заку-

півель, вибору та проведення процедури закупівель і попе-

редньої кваліфікації учасників, результатів розгляду, оцін-

ки та порівняння пропозицій конкурсних торгів (цінових та

кваліфікаційних пропозицій), визначення переможців про-

цедур закупівель, здійсненні інших дій, передбачених За-

коном № 2289; зобов’язані дотримуватися вимог положен-

ня про комітет з конкурсних торгів, Закону № 2289 та ін-

ших нормативно-правових актів, об’єктивно та неупере-

джено розглядати пропозиції конкурсних торгів (цінові та

кваліфікаційні пропозиції) учасників процедур закупівель,

забезпечувати збереження конфіденційності інформації, що

стосується діяльності комітету, та інформації, наданої уча-

сниками (учасниками попередньої кваліфікації). При цьо-

му, інформація щодо розгляду та оцінки пропозицій конку-

рсних торгів надається виключно Міністерству економіч-

ного розвитку і торгівлі України, органам, що здійснюють

державне регулювання та контроль у сфері закупівель, ор-

гану оскарження та суду.

Також, Типовим положенням встановлено, що голова

комітету:

1) організовує роботу комітету і несе персональну

відповідальність за виконання покладених на комітет

функцій;

2) приймає рішення щодо проведення засідань ко-

мітету;

3) визначає дату і місце проведення засідань комітету;

4) пропонує порядок денний засідань комітету;

67

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

5) веде засідання комітету з конкурсних торгів;

6) призначає заступника (заступників) голови та від-

повідального секретаря комітету із числа членів комітету з

конкурсних торгів;

7) визначає функції кожного члена комітету;

8) вносить на розгляд керівника замовника пропозиції

щодо змін у складі комітету;

9) здійснює інші повноваження відповідно до законо-

давства.

Рішення голови комітету щодо призначення за-

ступника (заступників) голови та відповідального сек-

ретаря комітету, визначення функцій кожного члена

комітету та вирішення інших питань заносяться до

протоколу засідання комітету.

Крім того, секретар комітету призначається головою

комітету у встановленому цим положенням порядку, який

забезпечує ведення та оформлення протоколів засідань ко-

мітету, оперативне інформування членів комітету стосовно

організаційних питань його діяльності, за дорученням го-

лови комітету виконує іншу організаційну роботу, а також

забезпечує відповідно до вимог законодавства зберігання

документів щодо здійснення закупівель, дотримання вимог

законодавства з питань діловодства при роботі з докумен-

тами, здійснює інші повноваження відповідно до законо-

давства.

Секретар комітету (особа, що його заміщує) надає

особам, які звернулися з відповідним запитом, документа-

цію конкурсних торгів (кваліфікаційну документацію) та

зміни до неї (за наявності) у прошитому вигляді з пронуме-

рованими сторінками, засвідчені підписом голови комітету

(виконуючого обов’язки голови) і скріплені печаткою за-

мовника.

За відсутності секретаря комітету його обов’язки ви-

конує інший член комітету, визначений головою комітету.

68

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Попри це, розділом V Типового положення про комі-

тет з конкурсних торгів передбачено, що члени комітету

несуть персональну відповідальність за прийняті ними рі-

шення відповідно до законів України, а голова та секретар

комітету несуть відповідальність за повноту та достовір-

ність інформації, що публікується в державному офіційно-

му друкованому виданні з питань державних закупівель та

оприлюднюється на веб–порталі Міністерства економічно-

го розвитку і торгівлі України.

Разом з тим, враховуючи норми Типового положення

про комітет з конкурсних торгів кожен замовник повинен

затвердити власне аналогічне Положення.

За результатами дослідження надається належна

правова оцінка щодо:

 дотримання вимог чинного законодавства при за-

твердженні замовником складу комітету з конкурсних тор-

гів, внесення відповідних змін до нього;

 наявності Положення про комітет з конкурсних

торгів, його відповідність нормам чинного законодавства та

Типового положення;

 наявності належним чином оформлених протоко-

льних рішень, прийнятих на засіданнях комітету з конкурс-

них торгів;

 наявності рішення голови комітету щодо призна-

чення заступника (заступників) голови та відповідального

секретаря комітету, визначення функцій кожного члена ко-

мітету з конкурсних торгів;

 наявності документально закріпленого розподілу

функціональних обов’язків серед членів комітету з конкур-

сних торгів замовника;

 проходження головою та секретарем комітету з

конкурсних торгів відповідного навчання (підвищення ква-

ліфікації) з питань організації та здійснення закупівель у

порядку, що встановлений Уповноваженим органом.

69

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Дослідження наявності затвердженого замовником

річного плану закупівель та відповідних змін до нього,

своєчасності їх направлення до відповідних державних

органів та оприлюднення в інформаційній системі в

мережі Інтернет

Документи, що підлягають дослідженню при про-

веденні контрольного заходу:

 річний план державних закупівель та відповідні

зміни до нього;

 кошторис, зміни до кошторису, розрахунки до

кошторису або фінансовий план, зміни до фінансового пла-

ну, розрахунки до фінансового та інвестиційних плану;

 протоколи щодо вибору процедур та предметів

закупівель;

 листи щодо надіслання річного плану та змін до

нього до Державної казначейської служби України;

 листи щодо надіслання річного плану та змін до

нього, кошторису (тимчасового кошторису), фінансового

плану (плану асигнувань, плану використання бюджет-

них (державних) коштів), змін до них до Уповноваженого

органу;

 документи, що підтверджують оприлюднення річ-

ного плану закупівель та змін до нього на власному веб-

сайті або, за його відсутності, на веб-сайті головного роз-

порядника бюджетних коштів.

Необхідно знати:

Закупівлі здійснюються тільки відповідно до річно-

го плану (частина 1 статті 4 Закону № 2289).

Формування (складання) та затвердження замовником

річного плану закупівель (внесення змін до нього) здійсню-

ється відповідно до вимог статті 4 та частини четвертої

статті 11 Закону № 2289.

70

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Річний план закупівель затверджується рішенням

комітету з конкурсних торгів, яке оформлюється про-

токолом засідання комітету.

На даний час Інструкція щодо заповнення форми річ-

ного плану закупівель затверджена наказом Міністерства

економіки України від 26.07.2010 № 922 “Про затверджен-

ня форм документів у сфері державних закупівель”, який

зареєстрований в Міністерстві юстиції України 06.08.2010

за № 624/17919, зі змінами.

Пунктом 1 Інструкції щодо заповнення форми річного

плану закупівель визначено, що річний план закупівель

складається щодо закупівель, очікувана вартість яких дорі-

внює або більше за суми, зазначені у частині першій статті

2 Закону № 2289.

У разі якщо очікувана вартість предмета закупівлі є

нижчою від сум, зазначених у частині першій статті 2 За-

кону № 2289, такий предмет закупівлі відображається в

додатку до річного плану, який складається в довільній

формі.

У річному плані вказується очікувана вартість закупі-

влі відповідно до потреб замовника. У подальшому очіку-

вана вартість може бути скоригована шляхом унесення від-

повідних змін.

Разом

з

тим,

колонками,

що

підлягають

обов’язковому заповненню при складанні річного плану

державних закупівель, є: 1 – предмет закупівлі, 3 – джерело

фінансування, 4 – очікувана вартість предмета закупівлі, 5

– процедура закупівлі, 6 – орієнтовний початок проведення

процедури закупівлі, 7 – підрозділ(и) (особа(и)), яких пла-

нується залучити до підготовки документації конкурсних

торгів (запиту цінових пропозицій, кваліфікаційної доку-

ментації).

Колонка 2 – код КЕКВ – заповнюється у тому разі,

коли закупівля здійснюється за бюджетні кошти, колонку 8

71

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

– примітки – рекомендується заповнювати, хоча це робить-

ся не у обов’язковому порядку.

У абзаці 2 пункту 2 Інструкції щодо заповнення фор-

ми річного плану закупівель вказується, що у разі розмі-

щення річного плану на веб-сайті колонки 4 і 7 не запов-

нюються.

Крім того, Інструкцією щодо заповнення форми річ-

ного плану закупівель визначається:

 у колонці 1 „Предмет закупівлі” замовником тор-

гів вказується найменування предмета закупівлі, визначе-

ного відповідно до пунктів 23, 24, 26 і 30 частини 1 статті 1

Закону № 2289 та Порядку визначення предмету закупівлі,

затвердженого наказом Міністертсва економіки України від

26.07.2010 № 921, що зареєстрований в Міністерстві юсти-

ції України 06.08.2010 за № 623/17918, зі змінами;

 у колонці 2 „Код КЕКВ (для бюджетних коштів)”

вказується код економічної класифікації видатків бюджету

(КЕКВ), затвердженої наказом Міністерства фінансів Укра-

їни від 14.01.2011 № 11 „Про бюджетну класифікацію”, для

розпорядника та одержувачів бюджетних коштів;

 у колонці 3 „Джерело фінансування” річного пла-

ну закупівель замовником вказується джерело фінансуван-

ня закупівлі, визначене відповідно до бюджетного законо-

давства з урахуванням пункту 4 частини 1 статті 1, частини

1 статті 2, пункту 1 частини 4 статтті 2 Закону № 2289, час-

тини 3 статті 10 Закону України „Про природні монополії”

від 20.04.2000 № 1682-ІІІ;

Важливо !

Якщо закупівля здійснюватиметься за рахунок

коштів кількох різних джерел фінансування, замовником

вказуються всі джерела фінансування та орієнтовне

пропорційне співвідношення розмірів коштів з кожного

джерела фінансування;

72

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

 у колонці 4 „Очікувана вартість предмета закупів-

лі” вказується очікувана вартість предмета закупівлі в гри-

внях або іноземній валюті (якщо це передбачено законо-

давством), (цифрами та словами) із зазначенням ПДВ;

 у колонці 5 „Процедура закупівлі” вказується про-

цедура закупівлі, яку планується проводити відповідно до

статті 12 Закону № 2289: відкриті торги, двоступеневі тор-

ги, запит цінових пропозицій, попередня кваліфікація учас-

ників, закупівля в одного учасника;

 у колонці 6 „Орієнтовний початок проведення

процедури закупівлі” ККТ замовника вказується місяць по-

точного року, у якому замовник планує розпочати відпові-

дну процедуру закупівлі;

 колонка 7 „Підрозділ (и) (особа (и), яких плануєть-

ся залучити до підготовки документації конкурсних торгів

(запиту цінових пропозицій, кваліфікаційної документації)”

повинна містити назву підрозділу (ів) (особи (осіб), яких

планується залучити до підготовки документації конкурс-

них торгів (запиту цінових пропозицій, кваліфікаційної до-

кументації);

 у колонці 8 „Примітка” замовник може зазначити

таку інформацію – найменування головного розпорядника

бюджетних коштів; обгрунтування вибору процедури заку-

півлі; іншу необхідну інформацію.

Крім того, наразі Уповноваженим органом висловле-

но власну позицію щодо відображення у річному плані за-

купівель за рамковими угодами.

Зокрема, закупівлі за рамковими угодами відповідно

до статті 13 Закону № 2289 повинні відображатись у річних

планах замовників, як у разі самостійного проведення ним

таких закупівель, так і у разі проведення процедур закупі-

вель генеральним замовником в інтересах інших замовни-

ків, за результатом яких такі замовники будуть сторонами

рамкової угоди.

73

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Окрім того, у разі, коли процедура закупівлі прово-

диться генеральним замовником, замовники, в інтересах

яких вона проводитиметься, можуть при зазначенні таких

закупівель у колонці 8 „Примітка” річного плану закупі-

вель на відповідний рік, вказати відповідне рішення про

визначення генерального замовника.

Після заповнення всіх необхідних колонок річного

плану, нижче зазначаються реквізити рішення коміте-

ту з конкурсних торгів, яким затверджено річний план,

голова та секретар комітету з конкурсних торгів про-

ставляють свої підписи на знак прийняття розпорядни-

ком державних коштів річного плану закупівель, а та-

кож ставиться печатка організації.

Листом Міністерства економічного розвитку і торгівлі

України від 17.11.2011 № 3302-25/14028-08 до відома заці-

кавлених осіб доведено, що Законом № 2289 не встанов-

лено обов’язку замовника складати та затверджувати

річний план державних закупівель на підставі коштори-

су (тимчасового кошторису), фінансового плану (плану

асигнувань, плану використання бюджетних (держав-

них) коштів).

Водночас враховуючи, що норми Закону № 2289 не мі-

стять прямих обмежень щодо організації процедур закупі-

вель до набрання чинності Закону про Державний бюджет

України, затвердження кошторису, плану використання бю-

джетних коштів, замовник для забезпечення невідкладних

потреб у товарах, роботах і послугах у наступному році

має право наприкінці поточного року (чи на початку на-

ступного) розпочати процедуру закупівлі за бюджетні

кошти за відповідним предметом закупівлі, виходячи з

його очікуваної вартості за умови, що в основних умовах

договору про закупівлю, в договорі про закупівлю буде пе-

редбачено відповідний порядок виникнення договірних зо-

бов’язань в залежності від реального фінансування.

74

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

При цьому, при укладанні договору розпоряднику

бюджетних коштів рекомендовано обов’язково враховува-

ти частину 1 статті 23 Бюджетного кодексу України щодо

передбачення умови виникнення платіжних зобов’язань

при наявності відповідного бюджетного призначення (бю-

джетних асигнувань), адже, згідно з частиною 4 статті 48

Бюджетного кодексу України, зобов’язання, взяті учасни-

ком бюджетного процесу без відповідних бюджетних асиг-

нувань або з перевищенням повноважень, встановлених

Бюджетним кодексом та законом про Державний бюджет

України (рішенням про місцевий бюджет), не вважаються

бюджетними зобов’язаннями (крім витрат, що здійснюють-

ся відповідно до частини 6 статті 48 Бюджетного кодексу

України) і не підлягають оплаті за рахунок бюджетних ко-

штів, а взяття таких зобов’язань є порушенням бюджетного

законодавства, та не передбачають здійснення витрат бю-

джету на покриття таких зобов’язань.

Важливо !

Річний план та додаток до нього не підлягають

оприлюдненню в державному офіційному друкованому

виданні з питань державних закупівель та на веб-

порталі

Уповноваженого

органу

за

адресою

www.tender.me.gov.ua.

Проте, річний план закупівель та зміни до нього

підлягають оприлюдненню шляхом розміщення на влас-

ному веб-сайті замовника або за його відсутності на веб-

сайті головного розпорядника бюджетних коштів про-

тягом п’яти робочих днів з дня їх затвердження.

Разом з тим, річний план та зміни до нього надсила-

ються Державній казначейській службі України та Уповно-

важеному органу протягом 5 робочих днів з дня затвер-

дження.

75

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Попри це, відповідно до пункту 2.1 Порядку реєстрації

та обліку бюджетних зобов’язань розпорядників бюджетних

коштів та одержувачів бюджетних коштів в органах Держа-

вної казначейської служби України, затвердженого наказом

Міністерства фінансів України від 02.03.2012 № 309 розпо-

рядники бюджетних коштів подають до відповідного органу

Державної казначейської служби України річний план дер-

жавних закупівель та додаток до нього (зміни до річного

плану державних закупівель та додаток до нього).

Важливо !

Листом Міністерства економічного розвитку і то-

ргівлі України від 09.07.2012 № 3305-07/25866-06 у зв’язку

із набранням чинності з 17.06.2012 року Закону України

“Про особливості здійснення закупівель в окремих сфе-

рах господарської діяльності” від 21.06.2012 № 4997-VI

(далі по тексту – Закон про особливості) передбачено,

що відповідно до статті 3 Закону про особливості, річ-

ний план та зміни до нього (у разі наявності) обов’язково

безоплатно оприлюднюються на веб-порталі Уповно-

важеного органу (загальнодержавному веб-порталі

„Державні закупівлі” за адресою в мережі Інтернет –

www.tender.me.gov.ua) протягом п’яти робочих днів з дня

затвердження річного плану або змін до нього.

Однак, замовники не зобов’язані надсилати річний

план та зміни до нього до Уповноваженого органу, Дер-

жавної казначейської служби України, а також оприлю-

днювати річний план та зміни до нього на власному веб-

сайті, або на сайті головного розпорядника бюджетних

коштів, як це передбачено статтею 4 Закону № 2289.

Водночас, Законом про особливості встановлено, що

інформація про закупівлі, які відповідно до статті 4 здійс-

нюються без застосування процедур, передбачених Зако-

76

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

ном № 2289 та Законом про особливості, відображається

замовником у річному плані.

Поряд з цим, до внесення відповідних змін до Інстру-

кції щодо заповнення річного плану закупівель, при здійс-

ненні закупівлі замовником без застосування відповідних

процедур, Уповноваженим органом рекомендується вико-

ристовувати дві окремих форми річного плану:

1) для закупівель що здійснюватимуться за процеду-

рами, передбаченими Законом № 2289 з урахуванням особ-

ливостей, передбачених Законом про особливості – форму

річного плану, що затверджена наказом Міністерства еко-

номіки України від 26.07.2010 № 922;

2) для закупівель (укладення договорів) відповідно до

пунктів 1-4, 7, 8 частини 1 статті 4 Закону про особливості

– форму, що наведену в додатку 1 до листа від 09.07.2012

№ 3305-07/25866-06.

Також, у разі, якщо очікувана вартість предмета заку-

півлі є нижчою від сум, зазначених у частині 3 статті 2 За-

кону про особливості, такий предмет закупівлі відобража-

ється в додатку до річного плану (за формою, затвердже-

ною наказом Міністерства економіки України від

26.07.2010 № 922), який підписується уповноваженою осо-

бою замовника та підлягає оприлюдненню не рідше, ніж

раз на квартал.

При заповненні форми, зазначеної в додатку 1 до лис-

та від 09.07.2012 № 3305-07/25866-06, замовник повинен

врахувати, що у разі планування закупівель, які відповідно

до пунктів 1-4, 7, 8 частини 1 статті 4 Закону про особливо-

сті здійснюються без застосування процедур закупівель, у

колонці “Примітка” зазначається відповідний пункт части-

ни 1 статті 4 Закону про особливості, що є підставою для

укладання договору без застосування процедур закупівель.

77

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

За результатами дослідження надається належна

правова оцінка щодо:

– наявності затвердженого замовником річного плану

закупівель на відповідний рік, своєчасності внесення відпо-

відних змін до нього (у разі їх наявності);

– відповідності форми річного плану закупівель на

відповідний рік вимогам наказу Міністерства економіки

України від 26.07.2010 № 922, нормам чинного законодав-

ства;

– надіслання до Державної казначейської служби

України річного плану, змін до нього, та надіслання до

Уповноваженого органу протягом 5 робочих днів з дня їх

затвердження річного плану, кошторису (тимчасового кош-

торису), фінансового плану (плану асигнувань, плану вико-

ристання бюджетних (державних) коштів), відповідних

змін до них;

– оприлюднення річного плану та змін до нього (у ра-

зі їх наявності) на власному веб-сайті замовника або, за йо-

го відсутності, на веб-сайті головного розпорядника бю-

джетних коштів протягом п’яти робочих днів з дня їх за-

твердження;

– оприлюднення замовником річного плану та змін до

нього (у разі їх наявності) на веб-порталі Уповноваженого

органу (загальнодержавному веб-порталі „Державні закупі-

влі” за адресою в мережі Інтернет – www.tender.me.gov.ua)

протягом п’яти робочих днів з дня затвердження річного

плану або змін до нього у разі здійснення процедур закупі-

влі відповідно до вимог Закону про особливості.

78

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Дослідження дотримання замовником порядку вибору

процедури закупівлі згідно вимог чинного

законодавства України

Документи, що підлягають дослідженню при про-

веденні контрольного заходу:

– річний план державних закупівель, відповідні зміни

до нього (у разі їх наявності);

– протоколи засідань комітету з конкурсних торгів

щодо вибору процедури закупівлі.

Необхідно знати:

Статтею 12 Закону № 2289 визначено, що закупівля

може здійснюватися шляхом застосування однієї з таких

процедур:

– відкриті торги;

– двоступеневі торги;

– запит цінових пропозицій;

– попередня кваліфікація учасників;

– закупівля в одного учасника;

– електронний реверсивний аукціон.

Наведемо тезову характеристику кожної із вищеза-

значених процедур закупівлі:

1) відкриті торги – є основною та найпоширенішою

процедурою закупівлі, під час їх проведення пропозиції

конкурсних торгів мають право подавати всі зацікавлені

особи, що призводить до загострення конкуренції та дозво-

ляє застосувати закупівлю на більш вигідних умовах;

2) двоступеневі торги – проводяться в два етапи за

умов: замовник не може визначити необхідні технічні, які-

сні характеристики (специфікації) товарів (робіт) або ви-

значити вид послуг та якщо для прийняття оптимального

рішення про закупівлю необхідно провести попередні пере-

79

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

говори з учасниками; предметом закупівлі є здійснення на-

укових досліджень, експериментів або розробок, виконання

дослідно-конструкторських, будівельних робіт. У подаль-

шому процедура двоступеневих торгів проводиться так са-

мо, як і процедура відкритих торгів;

3) запит цінових пропозицій – застосовується щодо то-

варів і послуг, для яких існує постійно діючий ринок, за умо-

ви, що їх вартість не перевищує 200 тисяч гривень, перемож-

цем вважається учасник, що запропонував найменшу ціну.

4) попередня кваліфікація учасників – застосовується

у разі необхідності попереднього визначення кваліфікацій-

ної відповідності, фінансово – економічного стану та техні-

чних і організаційних можливостей учасника, у разі її про-

ведення до подальшої участі у торгах допускаються всі

учасники, які пройшли таку кваліфікацію, але не менше

двох. Разом з тим, для проведення попередньої кваліфікації

учасників має бути не менше двох;

5) закупівля в одного учасника – це процедура, відпо-

відно до якої замовник укладає договір про закупівлю з

учасником після проведення переговорів з одним або кіль-

кома учасниками та акцепту пропозиції переможця проце-

дури закупівлі у одного учасника.

Підставами для її застосування, як виняток, є:

– закупівлі творів мистецтва або закупівлі, пов'язаної

із захистом прав інтелектуальної власності, або укладення

договору про закупівлю з переможцем архітектурного чи

мистецького конкурсу;

– відсутності конкуренції (у тому числі з технічних

причин) на товари, роботи чи послуги, які можуть бути по-

ставлені, виконані чи надані тільки певним постачальником

(виконавцем), за відсутності при цьому альтернативи;

– нагальної потреби у здійсненні закупівлі у зв’язку з

виникненням особливих економічних чи соціальних обста-

вин, які унеможливлюють дотримання замовниками стро-

80

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

ків для проведення процедур конкурсних торгів, зокрема

пов’язаних з негайною ліквідацією наслідків надзвичайних

ситуацій техногенного та природного характеру, а також

наданням у встановленому порядку Україною гуманітарної

допомоги іншим державам;

– якщо замовником було двічі відмінено процедуру

закупівлі через відсутність достатньої кількості учасників;

– потреби здійснити додаткову закупівлю у того са-

мого постачальника з метою уніфікації, стандартизації або

забезпечення сумісності з наявними товарами, технологія-

ми, роботами або послугами, якщо заміна попереднього по-

стачальника (виконавця робіт, надавача послуг) може при-

звести до несумісності або виникнення проблем технічного

характеру, пов’язаних з експлуатацією та обслуговуванням;

– закупівлі товарів на товарних біржах;

– закупівлі товарів у разі припинення господарської

діяльності, зокрема внаслідок банкрутства, за домовленіс-

тю з кредиторами;

– необхідності проведення додаткових будівельних

робіт, не включених у початковий проект, але які стали че-

рез непередбачувані обставини необхідними для виконання

проекту за умови, що договір буде укладено з попереднім

виконавцем цих робіт, якщо такі роботи технічно чи еко-

номічно пов’язані з головним договором.

У випадках, передбачених розділом VIII-1 Закону

№ 2289, замовники не мають права при здійсненні заку-

півлі відступати від обов’язкового застосування проце-

дури електронного реверсивного аукціону.

Відповідальність за вибір та застосування проце-

дур закупівлі несуть виключно службові (посадові) особи

замовника – члени комітету з конкурсних торгів персо-

нально.

Разом з тим, відповідно до вимог статті 20 Закону

№ 2289 основною процедурою закупівлі є відкриті торги.

81

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Особливостями застосування замовниками процедур

закупівель є (таблиця 5):

Таблиця 5

Вид процеду-

Особливості проведення

ри

Відкриті

Розкриття пропозицій конкурсних торгів здійсню-

торги

ється в день закінчення строку їх подання у час та в

(розділ ІV

місці, що зазначені в оголошенні про проведення

Закону

процедури закупівлі (стаття 27 Закону № 2289). До

№ 2289)

участі у процедурі розкриття пропозицій конкурсних

торгів замовником допускаються всі учасники або їх

уповноважені представники.

Під час розкриття пропозицій конкурсних торгів

перевіряється наявність чи відсутність усіх необхід-

них документів, передбачених документацією конку-

рсних торгів.

Протокол розкриття пропозицій конкурсних тор-

гів складається у день розкриття пропозицій конкур-

сних торгів за формою, встановленою Уповноваже-

ним органом.

Строк для подання пропозицій конкурсних торгів

не може бути меншим, ніж 30 днів з дня опубліку-

вання оголошення про проведення процедури відкри-

тих торгів у державному офіційному друкованому

виданні з питань державних закупівель.

У разі обґрунтованої нагальної потреби у закупів-

лі продукції харчової промисловості, лікарських за-

собів і виробів медичного призначення строк для по-

дання пропозицій конкурсних торгів може бути ско-

рочено до 15 днів (далі по тексту – скорочена проце-

дура). Обґрунтування нагальної потреби зазначають-

ся у звіті про результати проведення процедури заку-

півлі та не повинні свідчити про наміри замовника

послабити конкуренцію між учасниками.

Пропозиція конкурсних торгів подається у пись-

мовій формі за підписом уповноваженої посадової

особи учасника, прошита, пронумерована та скріпле-

на печаткою у запечатаному конверті (стаття 25 За-

кону № 2289).

82

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Кожен учасник має право подати тільки одну про-

позицію конкурсних торгів (у тому числі до визначе-

ної у документації конкурсних торгів частини пред-

мета закупівлі (лота)). Отримана пропозиція конкур-

сних торгів вноситься замовником до реєстру, форма

якого визначається Уповноваженим органом.

Пропозиція конкурсних торгів повинна супрово-

джуватися документом, що підтверджує надання уча-

сником забезпечення пропозиції конкурсних торгів,

якщо таке забезпечення передбачено оголошенням

про проведення процедури закупівлі.

Замовник визначає переможця торгів з числа уча-

сників, пропозиції конкурсних торгів яких не було

відхилено згідно з Законом № 2289 (у кількості не

менше двох), на основі критеріїв і методики оцінки,

зазначених у документації конкурсних торгів. За ре-

зультатом розгляду та оцінки пропозицій конкурсних

торгів складається протокол оцінки пропозицій кон-

курсних торгів за формою, встановленою Уповнова-

женим органом.

Загальний строк розгляду, оцінки та визначення

переможця процедури закупівлі не повинен переви-

щувати 20 робочих днів з дня розкриття пропозицій

конкурсних торгів. Під час здійснення закупівель за

скороченою процедурою загальний строк розгляду,

оцінки та визначення переможця процедури закупівлі

не повинен перевищувати 10 робочих днів з дня роз-

криття пропозицій конкурсних торгів.

Процедура

На першому етапі всім учасникам пропонується

двоступеневих подати попередні пропозиції конкурсних торгів без

торгів

зазначення ціни. Документація конкурсних торгів

(статті 33, 34

при цьому може передбачати лише пропозиції щодо

Закону

технічних, якісних та інших характеристик предмета

№ 2289)

закупівлі, умови поставки, підтвердження професій-

ної і технічної компетентності учасників та їх відпо-

відності кваліфікаційним критеріям. Строк подання

учасниками попередніх пропозицій конкурсних тор-

гів становить не менше 30 днів з дня опублікування

оголошення про проведення двоступеневих торгів у

державному офіційному друкованому виданні з пи-

тань державних закупівель.

83

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Під час здійснення закупівель за скороченою про-

цедурою строк подання учасниками попередніх про-

позицій конкурсних торгів становить не менше 15

днів з дня опублікування оголошення про проведення

двоступеневих торгів у державному офіційному дру-

кованому виданні з питань державних закупівель.

Замовник під час розгляду попередніх пропозицій

конкурсних торгів має право проводити переговори з

будь-ким з учасників для визначення переваг та не-

доліків у пропозиціях. За результатами переговорів

складається протокол за підписом замовника та учас-

ника, в якому зазначаються відомості про учасника,

пропозиції, запропоновані учасником, висновки.

Після отримання попередніх пропозицій конкурс-

них торгів замовник має право внести зміни до доку-

ментації конкурсних торгів щодо технічних вимог та

вимог до якості предмета закупівлі чи запропонувати

нові характеристики та критерії оцінки згідно із За-

коном.

На другому етапі замовник запрошує до участі

учасників, попередні пропозиції конкурсних торгів

яких не було відхилено на першому етапі та пропози-

ції яких виявилися прийнятними в цілому, але не ме-

нше ніж двох. На другому етапі учасники повинні

подати остаточні пропозиції конкурсних торгів із

зазначенням ціни. Строк подання пропозицій конкур-

сних торгів на другому етапі становить не менше 15

днів з дня повідомлення учасника про результати

першого етапу.

Запит цінових

Для отримання цінових пропозицій замовник над-

пропозицій

силає запит не менше ніж трьом учасникам та в день

(статті 35 та

надсилання запиту передає його для публікації в

36 Закону

державному офіційному друкованому виданні з пи-

№ 2289)

тань державних закупівель.

Під час проведення процедури запиту цінових

пропозицій цінові пропозиції мають право подавати

всі зацікавлені особи.

Строк подання учасниками цінових пропозицій

встановлюється замовником, але не може бути мен-

шим, ніж 10 робочих днів з дня публікації запиту ці-

нових пропозицій у державному офіційному друко-

84

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

ваному виданні з питань державних закупівель відпо-

відно до статті 10 Закону № 2289.

Кожен учасник має право подати тільки одну ці-

нову пропозицію, яка не може бути в подальшому

змінена. Під час розкриття цінових пропозицій скла-

дається протокол за формою, встановленою Уповно-

важеним органом.

Загальний строк для розгляду цінових пропозицій

та визначення переможця процедури закупівлі не

повинен перевищувати п’яти днів з дня розкриття

цінових пропозицій.

Переможцем процедури запиту цінових пропози-

цій визнається учасник, який подав пропозицію, що

відповідає вимогам замовника, зазначеним у запиті

цінових пропозицій, та має найнижчу ціну.

Замовник акцептує цінову пропозицію в день ви-

значення переможця та укладає з переможцем дого-

вір про закупівлю відповідно до основних умов дого-

вору, зазначених у запиті, у строк не раніше ніж через

п’ять робочих днів з дня публікації в державному

офіційному друкованому виданні з питань державних

закупівель повідомлення про акцепт цінової пропо-

зиції, але не пізніше ніж через 14 днів з дня визна-

чення переможця.

Процедура

Строк подання кваліфікаційних пропозицій не по-

попередньої

винен бути меншим, ніж 30 днів з дня опублікування

кваліфікації

оголошення про попередню кваліфікацію в держав-

(стаття 37 та

ному офіційному друкованому виданні з питань дер-

38 Закону

жавних закупівель відповідно до статті 10 Закону №

№ 2289)

2289.

Під час здійснення закупівель за скороченою про-

цедурою строк подання кваліфікаційних пропозицій

не повинен бути меншим, ніж 15 днів з дня опубліку-

вання оголошення про попередню кваліфікацію в

державному офіційному друкованому виданні з пи-

тань державних закупівель.

Під час розкриття кваліфікаційних пропозицій за-

мовником перевіряється наявність усіх необхідних

документів, передбачених кваліфікаційною докумен-

тацією щодо їх підготовки, та складається протокол

за визначеною Уповноваженим органом формою.

85

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Після розкриття кваліфікаційних пропозицій за-

мовник перевіряє відповідність пропозицій учасників

попередньої кваліфікації вимогам, встановленим у

кваліфікаційній документації.

Учасники попередньої кваліфікації, кваліфікаційні

пропозиції яких відповідають вимогам, встановленим

у кваліфікаційній документації, вважаються такими,

що пройшли відбір за результатами попередньої ква-

ліфікації. Пропозиції інших учасників попередньої

кваліфікації відхиляються.

У разі якщо за результатами попередньої кваліфіка-

ції відбір пройшли пропозиції менше ніж двох учасни-

ків, процедура попередньої кваліфікації відміняється.

Замовник у строк, що не повинен перевищувати

10 днів з дати розкриття кваліфікаційних пропозицій,

повідомляє кожного учасника про результати попе-

редньої кваліфікації.

До подальшої участі у торгах (конкурсних торгах)

запрошуються всі учасники, які пройшли відбір за

результатами попередньої кваліфікації учасників, але

не менше двох. Строк подання пропозицій конкурс-

них торгів після попередньої кваліфікації учасників

повинен становити не менше ніж 15 днів з дня надси-

лання повідомлення про її результати.

Далі процедура попередньої кваліфікації прово-

диться так само, як і процедура відкритих торгів.

Закупівля у

Замовник під час проведення переговорів вимагає

одного

від учасника подання ним підтвердженої документа-

учасника

льно інформації про відповідність учасника кваліфі-

(стаття 39

каційним вимогам відповідно до статті 16 Закону

Закону

№ 2289.

№ 2289)

Замовник протягом трьох робочих днів з моменту

прийняття рішення про застосування процедури за-

купівлі в одного учасника забезпечує публікацію у

державному офіційному друкованому виданні з пи-

тань державних закупівель та розміщення на веб-

порталі Уповноваженого органу відповідно до статті

10 Закону № 2289 інформацію про застосування про-

цедури закупівлі в одного учасника.

Обґрунтування застосування процедури закупівлі

в одного учасника повинно містити:

86

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

– умови застосування процедури закупівлі;

– посилання на експертні, нормативні, технічні та

інші документи, що підтверджують наявність умов

застосування процедури закупівлі.

Загальний строк для визначення переможця про-

цедури закупівлі в одного учасника не повинен пере-

вищувати п’яти днів з дня опублікування у держав-

ному офіційному друкованому виданні з питань дер-

жавних закупівель інформації про застосування про-

цедури закупівлі в одного учасника.

Замовник має право укласти договір про закупів-

лю за результатами застосування процедури закупівлі

в одного учасника у строк не раніше ніж через 14

днів (п’ять робочих днів у разі застосування проце-

дури закупівлі з підстав, визначених пунктом 3 час-

тини другої цієї статті) з дня опублікування у держа-

вному офіційному друкованому виданні з питань

державних закупівель відомостей про рішення Упов-

новаженого органу про погодження процедури заку-

півлі в одного учасника.

Процедура

Процедура електронного реверсивного аукціону –

електронного процедура закупівлі у електронній формі, яка перед-

реверсивного бачає проведення відкритих торгів у формі аукціону

аукціону

за методом зниження ціни договору (лота), проведен-

(розділ VIII-1 ня якої забезпечується оператором електронного

Закону

майданчика на сайті в мережі Інтернет у режимі „он-

№ 2289)

лайн”, з використанням електронного цифрового під-

пису.

Після опублікування замовником на веб-порталі

Уповноваженого органу оголошення про проведення

закупівлі за процедурою електронного реверсивного

аукціону та документації електронного реверсивного

аукціону претенденти, які зареєстровані на електро-

нному майданчику, визначеному замовником в ого-

лошенні про проведення закупівлі, ознайомилися з

документацією електронного реверсивного аукціону

та мають намір взяти участь у закупівлі, протягом

встановленого строку надсилають оператору елект-

ронного майданчика заявки на участь у процедурі

електронного реверсивного аукціону.

87

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

У ході торговельної сесії електронного реверсив-

ного аукціону учасники електронного реверсивного

аукціону подають оператору електронного майданчи-

ка конкурентні заявки, які містять пропозиції щодо

ціни закупівлі. За результатами проведення процеду-

ри електронного реверсивного аукціону замовник

укладає договір про закупівлю з учасником, який за-

пропонував найнижчу ціну, або з іншим учасником

відповідно до статті 39-10 Закону № 2289.

Процедура електронного реверсивного аукціону

підлягає обов’язковому застосуванню замовником,

що здійснює закупівлі за державні кошти, щодо това-

рів, робіт та послуг, включених до переліку, затвер-

дженого Кабінетом Міністрів України за поданням

Уповноваженого органу, якщо очікувана вартість

предмета закупівлі такого товару (товарів), послуги

(послуг) дорівнює або перевищує 100 тисяч гривень

(у будівництві – 300 тисяч гривень), а робіт – 1 міль-

йон гривень.

Щодо товарів, робіт та послуг, закупівля яких не ви-

магає застосування процедури електронного реверси-

вного аукціону відповідно до цієї частини, замовник

може самостійно приймати рішення про закупівлю із

застосуванням процедури електронного реверсивного

аукціону, якщо інше не визначено Законом № 2289.

Важливо !

Замовник не має права ділити предмет закупівлі на

частини з метою уникнення проведення процедури від-

критих торгів або застосування цього Закону (частина

друга статті 4 Закону № 2289).

Також забороняється безпідставне обрання замов-

ником інших процедур закупівель з метою уникнення

проведення відкритих торгів; обрання і проведення про-

цедур закупівель без їх затвердження у річному плані

державних закупівель.

88

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Водночас, у липні 2011 року Закон № 2289 доповнено

нормою щодо застосування рамкових угод, визначено те-

рміни „генеральний замовник” та „рамкова угода”.

Так, відповідно до пункту 2 частини 1 статті 1 Закону

№ 2289 генеральним замовником визнається державний

орган, державна комунальна установа чи організація, ви-

значені відповідно Кабінетом Міністрів України, Радою

міністрів Автономної Республіки Крим, місцевими держав-

ними адміністраціями або виконавчими органами місцевих

рад відповідальними за організацію і проведення процедур

закупівель в інтересах замовників за рамковими угодами

відповідно до Закону № 2289.

Разом з тим, пункт 26-1 частини 1 статті 1 Закону №

2289 визначає, що рамкова угода – це правочин, який укла-

дається одним чи кількома замовниками (генеральним за-

мовником) у письмовій формі в порядку, встановленому

Законом № 2289, з одним чи кількома учасниками проце-

дури закупівлі з метою визначення основних умов закупівлі

окремих товарів і послуг для укладення відповідних дого-

ворів про закупівлю протягом строку дії рамкової угоди.

Статтею 13 Закону № 2289 встановлено, що закупівля

за рамковими угодами здійснюється у порядку, передбаче-

ному для проведення процедури відкритих торгів, двосту-

пеневих торгів, попередньої кваліфікації, з урахуванням

вимог цієї статті, а рамкові угоди укладаються відповідно

до вимог розділу IX Закону № 2289.

Особливості укладення рамкових угод, перелік то-

варів і послуг, які можуть закуповуватися за рамковими

угодами, визначаються Уповноваженим органом.

Особливості виконання рамкових угод, порядок ви-

значення генеральних замовників та взаємодії замовників з

генеральним замовником за рамковими угодами визнача-

ються Кабінетом Міністрів України.

89

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

В оголошенні про проведення закупівлі за рамковою

угодою обов’язково зазначаються:

– строк, на який укладається угода, що не може пере-

вищувати чотирьох років;

– кількість учасників, з якими буде укладено угоду;

– найменування і місцезнаходження замовника (замо-

вників), що здійснюватимуть закупівлю за угодою.

Рамкова угода укладається з кількома учасниками за

умови, що участь у ній бере не менше трьох учасників.

У разі надходження пропозицій у кількості, меншій

ніж заявлена кількість учасників, або відхилення отрима-

них пропозицій на підставах, встановлених Законом №

2289, замовник (генеральний замовник) має право укласти

рамкову угоду з тими учасниками, пропозиції яких не від-

хилені.

Замовник має право укласти договір про закупівлю

відповідних товарів і послуг виключно з тими учасниками,

пропозиції яких акцептовані за результатами укладення ра-

мкової угоди.

Рамкові угоди виконуються з дотриманням таких

вимог:

1) у разі укладення рамкової угоди з одним учас-

ником:

– якщо всі істотні умови договору про закупівлю

визначені в рамковій угоді, такий договір вважається

укладеним після подання замовником учаснику пропозиції

виконати зазначені умови та отримання письмової згоди

учасника;

– якщо не всі істотні умови договору про закупівлю

визначені в рамковій угоді, такий договір укладається за

результатами організованих замовником переговорів з уча-

сником;

2) у разі укладення рамкової угоди з кількома учас-

никами:

90

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

– якщо всі умови договору про закупівлю визначені

в рамковій угоді, замовник має право укласти такий договір

з дотриманням зазначених у рамковій угоді умов відбору

без проведення процедури конкурсних торгів серед учасни-

ків, з якими укладено відповідну рамкову угоду;

– якщо не всі істотні умови договору про закупівлю

визначені в рамковій угоді, такий договір укладається за-

мовником з переможцем процедури конкурентного відбору,

який проводиться замовником серед учасників, з якими

укладено відповідну рамкову угоду.

З метою визначення переможця конкурентного відбо-

ру замовник (генеральний замовник) надсилає письмове

запрошення всім учасникам, з якими укладено рамкову

угоду, подати пропозиції конкурсних торгів щодо укладен-

ня договору про закупівлю. Замовник (генеральний замов-

ник) повинен встановити строк, достатній для підготовки

учасниками пропозицій, та забезпечити протягом зазначе-

ного строку конфіденційність поданих пропозицій.

Оцінка пропозицій та визначення переможця прово-

дяться за критеріями, встановленими в рамковій угоді, з

урахуванням специфічних вимог до предмета закупівлі,

встановлення яких допускається згідно з угодою. Такі спе-

цифічні вимоги зазначаються у запрошенні учасникам по-

дати пропозиції. Запрошення учасникам та їх пропозиції не

можуть передбачати істотну зміну умов договорів закупівлі

та характеристик відповідного предмета закупівлі, визна-

чених рамковою угодою.

Генеральний замовник інформує всіх заінтересованих

замовників про результати застосування процедури укла-

дення рамкової угоди протягом п’яти днів після її завер-

шення.

Один замовник може бути стороною однієї або кіль-

кох рамкових угод. Замовник має право відмовитися від

укладення договору про закупівлю за рамковою угодою,

91

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

проінформувавши про це генерального замовника та Упов-

новажений орган.

Генеральний замовник протягом п’яти робочих днів

після отримання повідомлення замовника про укладення

договору про закупівлю за рамковою угодою повідомляє

про це Уповноважений орган із зазначенням предмета за-

купівлі, відповідних замовників та учасників, між якими

укладено договори про закупівлю.

Крім того, закупівлі за рамковими угодами регулю-

ються наступними нормативно-правовими актами:

 наказ Міністерства економічного розвитку і торгі-

влі України від 24.04.2013 № 503 „Про затвердження Пере-

ліку товарів і послуг, які можуть закуповуватися за рамко-

вими угодами”;

 наказ Міністерства економічного розвитку і торгі-

влі України від 24.04.2013 № 504 „Про особливості укла-

дення рамкових угод”;

 постанова Кабінету Міністрів України від

04.07.2012 № 603 „Про особливості виконання рамкових

угод”;

 постанова Кабінету Міністрів України від

04.07.2012 № 602 „Про затвердження Порядку визначення

генеральних замовників та взаємодії замовників із генера-

льним замовником за рамковими угодами”.

За результатами дослідження надається належна

правова оцінка щодо:

 наявності протоколів комітету з конкурсних тор-

гів щодо вибору процедур закупівель;

 тотожності інформації у протоколах щодо вибору

процедур закупівель із даними річного плану державних

закупівель;

 правильності прийнятих рішень комітету з конку-

рсних торгів щодо вибору процедури закупівлі.

92

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Дослідження дотримання комітетом з конкурсних

торгів замовника порядку вибору предмету закупівлі

відповідно до вимог чинного законодавства

Документи, що підлягають дослідженню при про-

веденні контрольного заходу:

 річний план державних закупівель, зміни до нього

(у разі наявності);

 протоколи засідань комітету з конкурсних торгів

щодо вибору предмету закупівлі.

Необхідно знати:

Відповідно до вимог Закону № 2289, він застосову-

ється до всіх замовників та закупівель товарів, робіт і

послуг, які повністю або частково здійснюються за ра-

хунок державних коштів, за умови, що вар-

тість предмета закупівлі товару (товарів), послуги (по-

слуг) дорівнює або перевищує 100 тисяч гривень (в будів-

ництві – 300 тисяч гривень), а робіт – 1 мільйон гривень.

Пунктом 24 частини 1 статті 1 Закону № 2289 визначе-

но, що предмет закупівлі – це товари, роботи чи послуги,

які закуповуються замовником у межах єдиної процедури

закупівлі на участь в якій учасниками подаються пропозиції

конкурсних торгів (кваліфікаційні, цінові пропозиції) або

пропозиції на переговорах (у разі застосування процедури

закупівлі в одного учасника),або заявки (у разі застосування

процедури електронного реверсивного аукціону).

При цьому, Законом № 2289 встановлено, що:

– послуги – будь-який предмет закупівлі (крім товарів

і робіт), включаючи транспортні послуги, освоєння техно-

логій, наукові дослідження, науково-дослідні або дослідно-

конструкторські розробки, медичне та побутове обслугову-

вання, лізинг, найм (оренду), а також фінансові та консуль-

таційні послуги, поточний ремонт;

93

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

– роботи – проектування, будівництво нових, розши-

рення, реконструкція, капітальний ремонт та реставрація

існуючих об’єктів і споруд виробничого і невиробничого

призначення, роботи із нормування у будівництві, геолого-

розвідувальні роботи, технічне переоснащення діючих під-

приємств та супровідні роботам послуги, у тому числі гео-

дезичні роботи, буріння, сейсмічні дослідження, аеро- і су-

путникова фотозйомка та інші послуги, які включаються до

кошторисної вартості робіт, якщо вартість таких послуг не

перевищує вартості самих робіт;

– товари – продукція, об’єкти будь-якого виду та

призначення, у тому числі сировина, вироби, устаткування,

технології, предмети у твердому, рідкому і газоподібному

стані, а також послуги, пов’язані з поставкою товарів, якщо

вартість таких послуг не перевищує вартості самих товарів.

Разом з тим, предмет закупівлі визначається замов-

ником у порядку, встановленому Уповноваженим орга-

ном.

Наказом Міністерства економіки України від

26.07.2010 № 921 „Про затвердження Порядку визначення

предмета закупівлі”, що зареєстрований в Міністерстві юс-

тиції України 06 серпня 2010 за № 623/17918, зі змінами,

встановлено наступні вимоги до визначання предмету за-

купівлі:

1) предмет закупівлі товарів і послуг визначається за-

мовником згідно з пунктами 23 і 30 частини першої статті 1

Закону № 2289 та на основі Державного класифікатора

продукції та послуг ДК 016:2010, затвердженого наказом

Державного комітету України з питань технічного регулю-

вання та споживчої політики від 11 жовтня 2010 року №

457, за показником п’ятого знака (класифікаційне угрупо-

вання „категорія”) із зазначенням у дужках конкретної на-

зви товару чи послуги.

При цьому замовник може визначити окремі частини

предмета закупівлі (лоти) за показниками шостого-

94

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

десятого знаків ДК 016:2010, а також за обсягом, номенк-

латурою та місцем поставки товарів, виконання робіт або

надання послуг;

2) під час здійснення закупівлі будівель виробничого

та невиробничого призначення та інженерних споруд різ-

ного функціонального призначення предмет закупівлі ви-

значається на основі Державного класифікатора будівель та

споруд ДК 018-2000, затвердженого наказом Державного

комітету України по стандартизації, метрології та сертифі-

кації від 17.08.2000 № 507, за показником другого знака із

зазначенням у дужках конкретної назви будівлі або інжене-

рної споруди;

3) під час здійснення закупівлі послуг з поточного ре-

монту предмет закупівлі визначається за об’єктами будів-

ництва на основі Правил визначення вартості будівництва

ДБН Д.1.1-1-2000, затверджених наказом Державного комі-

тету будівництва, архітектури та житлової політики Украї-

ни від 27.08.2000 № 174 (в редакції наказу Державного ко-

мітету будівництва, архітектури та житлової політики

України від 17.06.2003 № 85);

4) під час здійснення закупівлі послуг з виконання на-

уково-технічних робіт предмет закупівлі визначається на

основі Державного класифікатора видів науково-технічної

діяльності ДК 015-97, затвердженого наказом Державного

комітету України по стандартизації, метрології та сертифі-

кації від 30.12.1997 № 822, за показником четвертого знака

(класифікаційне угруповання „вид”) із зазначенням у дуж-

ках конкретної назви науково-технічної роботи;

5) у разі здійснення закупівлі послуг з виконання нау-

ково-технічних робіт за різними темами, які належать до од-

ного виду науково-технічних робіт згідно з ДК 015-97, для їх

замовлення замовник оголошує процедуру закупівлі та ви-

значає різні теми науково-технічних робіт як окремі лоти;

95

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

6) у разі якщо при здійсненні замовником закупівлі то-

варів передбачається також закупівля послуги (послуг),

пов’язаної з поставкою товару (зокрема, послуги з транспор-

тування, установки, монтажу, наладки, інсталяції програм-

ного забезпечення, навчання персоналу тощо), предметом

закупівлі в такому разі є товари за умови, що вартість такої

послуги (таких послуг) не перевищує вартості самих товарів;

7) визначення предмета закупівлі послуг з професій-

ної підготовки або перепідготовки, підвищення кваліфікації

для безробітних громадян, які надаються за рахунок коштів

Фонду загальнообов’язкового державного соціального

страхування України на випадок безробіття, здійснюється

за окремими професіями (спеціальностями, напрямами або

галузями знань), які визначаються відповідно до Класифі-

катора професій ДК 003:2010, затвердженого наказом Дер-

жавного комітету України з питань технічного регулюван-

ня та споживчої політики від 28.07.2010 № 327;

8) визначення предмета закупівлі товарів і послуг, не-

обхідних для проведення навчально-тренувальних зборів

збірних команд України з видів спорту, спортивних змагань

і заходів з фізичної культури і спорту всеукраїнського та

міжнародного рівня, в тому числі заходів з фізкультурно-

спортивної реабілітації інвалідів, забезпечення участі наці-

ональних збірних команд України в міжнародних спортив-

них змаганнях, здійснюється за обсягом, номенклатурою та

місцем поставки товарів або надання послуг окремо для

кожного спортивного заходу (або забезпечення участі в

ньому), якщо такий захід включено до Єдиного календар-

ного плану фізкультурно-оздоровчих та спортивних заходів

України;

9) визначення предмета закупівлі протезних виробів

(включаючи протезно-ортопедичні вироби, ортопедичне

взуття), спеціальних засобів для самообслуговування та до-

гляду, засобів пересування, що виготовляються за індивіду-

96

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

альним замовленням відповідно до номенклатури та в ме-

жах граничних цін, і послуг з післягарантійного ремонту

технічних та інших засобів реабілітації здійснюється окре-

мо для кожного інваліда та кожної особи з числа пільгових

категорій населення у відповідності з їх індивідуальним за-

мовленням;

10) визначення предмета закупівлі послуг з оцінки

майна під час приватизації здійснюється окремо для кож-

ного об’єкта приватизації;

11) визначення предмета закупівлі послуг, необхідних

для проведення заходів Всеукраїнською громадською орга-

нізацією щодо забезпечення прав інвалідів, передбачених

Конвенцією ООН про права інвалідів , здійснюється за об-

сягом, номенклатурою та місцем надання послуг окремо

для кожного заходу;

12) визначення предмета закупівлі товарів і послуг, не-

обхідних для проведення заходів і офіційних прийомів за уча-

стю Президента України, Голови Верховної Ради України та

Прем’єр-Міністра України, здійснюється за обсягом, номенк-

латурою та місцем поставки товарів або надання послуг

окремо для кожного заходу чи офіційного прийому. При цьо-

му, при визначенні предмета закупівлі слід ураховувати, що

відповідно до пункту 23 частини першої статті 1 Закону №

2289 закупівлею послуг вважається будь-який предмет заку-

півлі (крім товарів і робіт), включаючи транспортні послуги,

освоєння технологій, наукові дослідження, науково-дослідні

або дослідно-конструкторські розробки, медичне та побутове

обслуговування, лізинг, найм (оренду), а також фінансові та

консультаційні послуги, поточний ремонт;

13) визначення предмета закупівлі товарів і послуг,

необхідних для проведення інспекційної діяльності пред-

ставниками інших держав за міжнародними договорами та

угодами в галузі контролю над озброєнням на території

України, здійснюється за обсягом, номенклатурою та міс-

97

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

цем поставки товарів або надання послуг окремо для кож-

ного заходу з контролю над озброєнням;

14) визначення предмета закупівлі товарів і послуг,

необхідних для забезпечення реалізації пункту 17 Завдань і

заходів з виконання Державної цільової науково-технічної

програми проведення досліджень в Антарктиці на 2011-

2020 роки, що є додатком до Державної цільової науково-

технічної програми проведення досліджень в Антарктиці на

2011-2020 роки, затвердженої постановою Кабінету Мініс-

трів України від 03 листопада 2010 року № 1002, здійсню-

ється комплексно за обсягом, номенклатурою та місцем по-

ставки товарів та надання послуг;

15) визначення предмета закупівлі послуг безоплатної

вторинної правової допомоги здійснюється за обсягом, ча-

сом та місцем надання послуг окремо для кожного суб’єкта

права на безоплатну вторинну правову допомогу.

Водночас, визначення предмета закупівлі робіт здійс-

нюється замовником відповідно до пункту 26 частини пер-

шої статті 1 Закону № 2289 за об’єктами будівництва та з

урахуванням Правил визначення вартості будівництва ДБН

Д.1.1-1-2000, затверджених наказом Державного комітету

будівництва, архітектури та житлової політики України від

27.08.2000 № 174, а також Відомчих будівельних норм ВБН

Г.1-218-182:2006 „Класифікація робіт з ремонтів автомобі-

льних доріг загального користування”, затверджених рі-

шенням колегії Державної служби автомобільних доріг

України від 10.04.2006 № 16.

Згідно підпункту 2.1.1 пункту 2.1 розділу 2 зазначе-

них Правил об’єктом будівництва є кожна відокремлена

будівля (виробничий корпус або цех, склад, житловий бу-

динок, тощо) або споруда (міст, тунель, платформа, тощо) з

усіма улаштуваннями (галереями, естакадами, тощо), уста-

ткуванням, меблями, інвентарем, підсобними та допоміж-

ними пристроями, що належать до неї, а також, за необхід-

98

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

ності, з інженерними мережам, які прилягають до неї. На

будівництво об’єкта має бути складений окремий проект і

кошторис або кошторисний розрахунок (об’єктний кошто-

рис або об’єктний кошторисний розрахунок).

Також, при складанні кошторису або кошторисного

розрахунку на об’єкт будівництва (об’єктний кошторис або

об’єктний кошторисний розрахунок) слід враховувати, що

згідно з Правилами об’єкті кошториси об’єднують у своєму

складі у цілому дані з локальних кошторисних розрахунків

і локальних кошторисів та підлягають уточненню.

На окремі види робіт складаються локальні коштори-

си або локальні кошторисні розрахунки, дані з яких

об’єднуються при складанні об’єктних кошторисів або

об’єктних кошторисних розрахунків.

Таким чином, якщо вартість робіт за окремими

об’єктами в цілому, на які складені окремі об’єктні кошто-

риси або кошторисні розрахунки становить 1 мільйон гри-

вень, їх закупівлю замовник здійснює шляхом застосування

однієї з процедур закупівлі, передбачених частиною дру-

гою статті 12 Закону № 2289.

Важливо !

Починаючи з 19 січня 2012 року та до теперішнього

часу, уповноваженим органом – Міністерством економі-

чного розвитку і торгівлі України не надано офіційного

роз’яснення з приводу застосування вартісних показни-

ків для товару (товарів), послуги (послуг) в будівництві –

300 тисяч гривень та необхідності внесення відповідних

змін до законодавства у сфері державних закупівель в ча-

стині чіткого визначення термінів „товари у будівниц-

тві” та „послуги у будівництві”.

Водночас, відповідно до листа Міністерства регіо-

нального

розвитку,

будівництва

та

житлово-

комунального господарства України від 24.04.2012

99

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

№ 7/15-6812 до категорії „товари у будівництві” відно-

сяться продукція (у тому числі сировина), предмети у

твердому, рідкому та газоподібному стані (будівельні

матеріали), вироби, конструкції та обладнання, у тому

числі нестандартизоване, технології, а також меблі,

інвентар та устаткування, необхідні для будівництва

об’єктів та їх первинного оснащення.

У разі, якщо зазначені товари у будівництві, що

враховані проектною документацією та включені до зве-

деного кошторисного розрахунку вартості будівництва,

не були предметом закупівлі у межах єдиної процедури

закупівлі, яка здійснювалась замовником на об’єкт будів-

ництва, при здійсненні окремих закупівель на ці товари

відповідно до Закону України „Про здійснення державних

закупівель” процедура закупівлі застосовується до всіх

замовників товарів у будівництві за умови, що закупівля

таких товарів повністю або частково здійснюється за

рахунок державних коштів, а вартість предмета закупі-

влі дорівнює або перевищує 300 тисяч гривень.

Крім того, до категорії „послуги у будівництві” слід

відносити поточний ремонт будинків, будівель, споруд

будь-якого призначення, їх комплексів, лінійних об’єктів

інженерно-транспортної інфраструктури, до яких та-

кож застосовується зазначена норма Закону.

Разом з тим, супровідні роботи у будівництві, інші

послуги, які включаються до кошторисної вартості ро-

біт а вартість таких послуг не перевищує вартості са-

мих робіт, відносяться до категорії „роботи”, та до за-

мовників закупівель таких робіт, що є супровідними у

будівництві роботам послугами та фінансування яких

повністю або частково здійснюються за рахунок держа-

вних коштів, процедура закупівлі застосовується за умо-

ви, що вартість предмета закупівлі дорівнює або пере-

вищує 1 мільйон гривень.

100

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Попри це, слід зазначити, що Перелік товарів і послуг,

які можуть закуповуватися за рамковими угодами, затвер-

джений наказом Міністерства економічного розвитку і тор-

гівлі України від 24.04.2012 № 503, що зареєстрований в

Міністерстві

юстиції

України 17 травня 2012

за № 785/21098 (далі по тексту – Перелік), на даний час мі-

стить формулювання предметів закупівлі відповідно до

Державного класифікатора продукції та послуг ДК 016-97,

затвердженого наказом Державного комітету України по

стандартизації, метрології та сертифікації від 30.12.1997

№ 822, який скасовано з 31.12.2012 року.

Однак, на даний час зміни до вищезазначеного наказу

щодо приведення переліку товарів, робіт і послуг, які мо-

жуть закуповуватись за рамковими угодами, у відповід-

ність до ДК 016:2010 не внесені.

Проте, в інформаційному листі Міністерства економі-

чного розвитку і торгівлі України з цього приводу визначе-

но, що до внесення зазначених змін для проведення закупі-

вель за рамковими угодами, замовникам рекомендується

при формулюванні предмета закупівлі (зокрема, в оголо-

шенні про проведення процедури закупівлі, документації

конкурсних торгів, тощо) вказувати предмет закупівлі від-

повідно до ДК 016:2010, зазначаючи в дужках назву товарів

або послуг згідно з Переліком.

Необхідно звернути увагу на:

Під час здійснення контрольних заходів у сфері дер-

жавних закупівель необхідно враховувати особливості від-

носин, що виникають у зв’язку із закупівлею товарів, робіт

і послуг, на які не поширюється дія Закону № 2289 (частина

3 статті 2 Закону № 2289) та здійсненням закупівель за

окремими законами (частина 4 статті 2 Закону № 2289).

Так, норми частини 3 статті 2 Закону № 2289 ви-

значають предмети закупівлі, на які не поширюються

101

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

випадки застосування законодавства у сфері державних

закупівель. До них, зокрема, відносяться:

 товари, роботи і послуги, пов’язані з розробленням

дизайну, виготовленням захищеного паперу, банкнот, мо-

нет і державних нагород України, їх зберіганням, транспор-

туванням та обліком;

 послуги, закупівля яких здійснюється державними

банками та банками, в капіталізації яких взяла участь дер-

жава, виключно для проведення ними банківських операцій

відповідно до Закону України „Про банки і банківську дія-

льність”;

 товари, роботи і послуги, закупівля яких здійсню-

ється замовниками, розташованими за межами України;

 товари, роботи і послуги, закупівля яких становить

державну таємницю відповідно до Закону України „Про

державну таємницю”;

 послуги, необхідні для здійснення державних за-

позичень, обслуговування і погашення державного боргу;

 товари, роботи і послуги, закупівля яких здійсню-

ється для підготовки і проведення виборів та референдумів

в Україні;

 послуги з медичного обслуговування населення,

що надаються за договором, укладеним відповідно до За-

кону України „Про порядок проведення реформування сис-

теми охорони здоров’я у Вінницькій, Дніпропетровській,

Донецькій областях та місті Києві” (зазначена норма діє до

31 грудня 2014 року);

 товари, роботи і послуги, закупівля яких здійсню-

ється відповідно до програм Глобального фонду для боро-

тьби із СНІДом, туберкульозом та малярією в Україні, що

виконуються відповідно до закону;

 товари, роботи і послуги, пов’язані з операціями

Національного банку України із забезпечення управління

золотовалютними резервами, їх розміщення, купівлі та

102

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

продажу на вторинному ринку цінних паперів, здійснення

валютних інтервенцій шляхом купівлі-продажу валютних

цінностей на валютних ринках;

 послуги з оренди нежитлових приміщень, які зна-

ходяться у державній та комунальній власності, для розмі-

щення бюджетних установ;

 юридичні послуги, пов’язані із захистом прав та

інтересів України під час врегулювання спорів, розгляду у

закордонних юрисдикційних органах справ за участю іно-

земного суб’єкта та України;

 об’єкти державного цінового регулювання і послу-

ги, закупівля яких здійснюється Аграрним фондом відпові-

дно до Закону України „Про державну підтримку сільсько-

го господарства України”;

 товари, закупівля яких здійснюється центральним

органом виконавчої влади, що реалізує державну політику

у сфері державного матеріального резерву, та його підпри-

ємствами шляхом укладення договорів купівлі-продажу,

ф’ючерсних, форвардних контрактів виключно на біржово-

му ринку (товарних, фондових біржах) в установленому

законодавством порядку згідно з номенклатурою, яка за-

тверджується Кабінетом Міністрів України;

 товари, що реалізуються відповідно до Закону

України „Про державний матеріальний резерв”, закупівля

яких здійснюється розпорядниками бюджетних коштів.

Умови такої реалізації визначаються Кабінетом Міністрів

України;

 послуги з авіаперевезень осіб, щодо яких здійсню-

ється державна охорона відповідно до статті 5 та частини

першої статті 6 Закону України „Про державну охорону ор-

ганів державної влади України та посадових осіб”;

 роботи із знесення самочинно збудованих об’єктів,

відповідно до статті 38 Закону України „Про регулювання

містобудівної діяльності”;

103

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

 послуги з нормування та стандартизації у будів-

ництві;

 товари, роботи і послуги, закупівля яких здійсню-

ється вищими навчальними закладами та науково-

дослідними установами за рахунок власних надходжень;

 природний газ; послуги з його транспортування (у

тому числі переміщення, фрахтування, страхування, зли-

ву/наливу, інспекції кількості та якості), розподілу, поста-

чання, зберігання; фінансові інструменти, операції з дери-

вативами та управління ризиками, фінансові послуги, по-

слуги бірж, аукціонів, систем електронних торгів та інші

послуги, що застосовуються в міжнародній торговельній та

фінансовій практиці під час закупівлі та реалізації природ-

ного газу, закупівля яких здійснюється суб’єктом, уповно-

важеним Кабінетом Міністрів України на формування ре-

сурсу природного газу для споживачів України, у тому чи-

слі для потреб населення;

 товари, відповідно до комплектувальної відомості

на літаки або вертольоти та до специфікації матеріалів і аг-

регатів на авіаційні двигуни, які внесені до конструкторсь-

кої документації розробника виробу;

 послуги з підготовки фахівців, наукових, науково-

педагогічних та робітничих кадрів, підвищення кваліфікації

та перепідготовки кадрів (післядипломна освіта) за держав-

ним замовленням;

 товари, роботи і послуги, закупівля яких здійсню-

ється в рамках реалізації проектів цільових екологічних

(зелених) інвестицій та пропозицій щодо здійснення захо-

дів, пов’язаних з реалізацією таких проектів і виконанням

зобов’язань сторін Кіотського протоколу до Рамкової кон-

венції ООН про зміну клімату, за кошти, отримані від про-

дажу частин встановленої кількості викидів парникових

газів;

104

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

 придбання, оренда землі, будівель, іншого неру-

хомого майна або майнових прав на землю, будівлі, інше

нерухоме майно;

 послуги третейських судів, арбітражів для розгля-

ду та вирішення спорів, в яких бере участь замовник;

 товари і послуги, які закуповуються безпосередньо

для проведення виїзних гастрольних заходів творчих коле-

ктивів та виконавців, а також культурно-мистецьких і тури-

стичних заходів та фестивалів, що мають суспільно-

політичне, культурне або історичне значення, терміновість

і доцільність проведення яких визначаються актами і дору-

ченнями Президента України чи актами Кабінету Міністрів

України;

 корми для циркових тварин;

 товари і послуги, необхідні для створення нових

постановок (концертів), виготовлення (створення) вихідних

фільмових матеріалів, аудіовізуальних творів;

 послуги з авіаперевезень, автоперевезень, органі-

зації харчування, проживання, експлуатації спортивних

споруд, спеціального обладнання та облаштування місць

для проведення навчально-тренувальних зборів, спортив-

них змагань і заходів всеукраїнського та міжнародного рів-

ня, лікарські і фармацевтичні препарати для збірних команд

України;

 фінансові послуги, які надаються у зв’язку з емісі-

єю, купівлею, продажем, передачею цінних паперів або ін-

ших фінансових інструментів;

 цінні папери, акції (частки, паї) у статутному

(складеному) капіталі господарського товариства;

 освітні послуги, що надаються закордонними ви-

щими навчальними закладами та науковими установами

студентам, аспірантам, науковим і науково-педагогічним

працівникам за межами України;

105

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

 послуги з провадження наукової, науково-

технічної діяльності, які фінансуються на конкурсній осно-

ві в порядку, визначеному статтею 34 Закону України „Про

наукову і науково-технічну діяльність”;

 товари, роботи і послуги, закупівля яких здійсню-

ється Фондом гарантування вкладів фізичних осіб;

 товари, роботи і послуги, що закуповуються замо-

вниками, які беруть участь в укладенні угод про розподіл

продукції та/або є інвесторами за угодами про розподіл

продукції, укладеними відповідно до Закону України „Про

угоди про розподіл продукції”, з метою реалізації прав і ви-

конання обов’язків інвесторів за такими угодами;

 товари, роботи і послуги, закупівля яких здійсню-

ється замовниками за рахунок кредитів, залучених під дер-

жавні гарантії для фінансування проектів у сфері сільського

господарства в рамках виконання вимог Меморандуму про

взаєморозуміння щодо співпраці в реалізації пріоритетних

проектів у галузі сільського господарства;

 товари, роботи і послуги, закупівля яких здійсню-

ється державними комерційними підприємствами та госпо-

дарськими товариствами суднобудівної промисловості

(клас 30.11 група 30.1 розділ 30, клас 33.15 група 33.1 роз-

діл 33 КВЕД ДК 009:2010), дослідно-конструкторськими

організаціями (клас 72.19 група 72.1 розділ 72, клас 71.12

група 71.1 розділ 71, клас 71.20 група 71.2 розділ 71 КВЕД

ДК 009:2010), що надають послуги підприємствам судно-

будівної промисловості (клас 30.11 група 30.1 розділ 30,

клас 33.15 група 33.1 розділ 33 КВЕД ДК 009:2010), у разі

якщо вони є виконавцями державних оборонних замовлень.

 бланки цінних паперів, бланки для оформлення

результатів надання адміністративних послуг, бланки до-

кументів, що посвідчують особу та підтверджують грома-

дянство України, бланки документів, що посвідчують осо-

бу та підтверджують її спеціальний статус, бланки інших

106

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

документів, які відповідно до законодавства потребують

використання спеціальних елементів захисту, марки

акцизного податку.

Поряд з цим, відповідно до вимог частини 4 статті

2 Закону № 2289 окремими законами визначаються особ-

ливості здійснення закупівлі:

1) юридичними особами, які провадять діяльність у

таких сферах:

 забезпечення виробництва, транспортування та

постачання теплової енергії;

 забезпечення виробництва, передачі та постачання

електричної енергії;

 забезпечення виробництва, транспортування та

постачання питної води;

 забезпечення функціонування централізованого

водовідведення;

 надання послуг з користування інфраструктурою

залізничного транспорту загального користування;

 забезпечення функціонування міського електрич-

ного транспорту та експлуатація його об’єктів для надання

послуг з перевезення;

 надання послуг автостанцій, портів, аеропортів;

 надання послуг з аеронавігаційного обслуговуван-

ня польотів повітряних суден;

 надання послуг поштового зв’язку;

 геологічне вивчення (у тому числі дослідно-

промислова розробка родовищ) нафтогазоносних надр, ро-

довищ вугілля та інших видів твердого палива;

 забезпечення функціонування та експлуатація те-

лекомунікаційних мереж фіксованого зв’язку загального

користування або надання загальнодоступних телекомуні-

каційних послуг;

 забезпечення транспортування, зберігання, пере-

робки нафти та нафтопродуктів сирих;

107

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

2) таких товарів, робіт і послуг:

 – неопромінені паливні елементи (твели) для яде-

рних реакторів;

 нафта або нафтопродукти сирі;

 електрична енергія, послуги з її постачання, пере-

дачі та розподілу;

 централізоване постачання теплової енергії;

 природний і нафтовий газ та послуги з його транс-

портування, розподілу і постачання;

 послуги поштового зв’язку, поштові марки та мар-

ковані конверти;

 телекомунікаційні послуги, у тому числі з ретран-

сляції радіо- та телесигналів (за винятком послуг мобільно-

го зв’язку та послуг Інтернет-провайдерів);

 послуги міжнародних фінансових організацій,

пов’язані із залученням їх кредитів (позик);

 послуги з підготовки фахівців, наукових, науково-

педагогічних та робітничих кадрів, підвищення кваліфікації

та перепідготовки кадрів (післядипломна освіта) за держав-

ним замовленням;

 товари, роботи і послуги, закупівля яких здійсню-

ється за кошти, розпорядником яких є спеціально уповно-

важений центральний орган виконавчої влади із забезпе-

чення підготовки і реалізації в Україні інфраструктурних

проектів для виконання завдань та заходів з підготовки і

проведення в Україні фінальної частини чемпіонату Європи

2012 року з футболу та інших міжнародних спортивних по-

дій (у рамках виконання Державної цільової програми під-

готовки та проведення в Україні фінальної частини чемпіо-

нату Європи 2012 року з футболу);

 освітні послуги, що надаються закордонними ви-

щими навчальними закладами та науковими установами:

студентам, аспірантам, науковим і науково-педагогічним

працівникам за межами України;

108

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

 послуги з централізованого водопостачання та во-

довідведення;

– роботи з утримання об’єктів благоустрою.

Крім того, дія Закону № 2289 не поширюється на за-

купівлі товарів, робіт і послуг, які здійснюються підпри-

ємствами оборонно-промислового комплексу, перелік

яких визначається Кабінетом Міністрів України.

Важливо !

Частиною 2 статті 4 Закону № 2289 визначено, що

замовник не має права ділити предмет закупівлі на час-

тини з метою уникнення проведення процедури відкри-

тих торгів або застосування цього Закону.

Під поділом предмету закупівлі мається на увазі

свідоме чи несвідоме порушення замовником порядку ви-

значення предмету закупівлі, встановленого Уповнова-

женим органом, шляхом його розподілу на частки, вна-

слідок

чого

складається

ситуація

відсутності

обов’язкового розповсюдження норм законодавства у

сфері державних закупівель на відносини між замовни-

ком та учасником з приводу закупівлі товарів, робіт чи

послуг.

За результатами дослідження надається належна

правова оцінка щодо:

 фактичної наявності протоколів комітету з конкур-

сних торгів щодо вибору предмету закупівлі;

 відповідності інформації у протоколах комітету з

конкурсних торгів замовника щодо вибору предмету заку-

півлі із даними річного плану державних закупівель;

 правильності прийнятих рішень комітету з конкур-

сних торгів замовника щодо вибору предмету закупівлі;

 дотримання замовником порядку визначення від-

повідних предметів закупівлі товарів, робіт і послуг відпо-

109

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

відно до вимог Державного класифікатора продукції та по-

слуг ДК 016:2010, затвердженого наказом Державного ко-

мітету України з питань технічного регулювання та спожи-

вчої політики від 11 жовтня 2010 року № 457; Державного

класифікатора будівель та споруд ДК 018-2000, затвердже-

ного наказом Державного комітету України по стандарти-

зації, метрології та сертифікації від 17.08.2000 № 507; Пра-

вил визначення вартості будівництва ДБН Д.1.1-1-2000, за-

тверджених наказом Державного комітету будівництва, ар-

хітектури та житлової політики України від 27.08.2000 №

174 (в редакції наказу Державного комітету будівництва,

архітектури та житлової політики України від 17.06.2003 №

85); Державного класифікатора видів науково-технічної ді-

яльності ДК 015-97, затвердженого наказом Державного

комітету України по стандартизації, метрології та сертифі-

кації від 30.12.1997 № 822; Класифікатора професій ДК

003:2010, затвердженого наказом Державного комітету

України з питань технічного регулювання та споживчої по-

літики від 28.07.2010 № 327; Відомчих будівельних норм

ВБН Г.1-218-182:2006 „Класифікація робіт з ремонтів ав-

томобільних доріг загального користування”, затверджених

рішенням колегії Державної служби автомобільних доріг

України від 10.04.2006 № 16.

Дослідження дотримання замовником торгів вимог

законодавства про державні закупівлі в частині прозо-

рості здійснення державних закупівель

Досліджуються документи, що підлягають опри-

людненню та публікації відповідно до вимог статті 10

Закону № 2289:

 оголошення про проведення процедури закупівлі;

 обґрунтування застосування процедури закупівлі в

одного учасника;

110

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

 документації конкурсних торгів або кваліфікаційні

документації;

 зміни до документацій конкурсних торгів або ква-

ліфікаційних документацій та роз’яснення до них (у разі

наявності);

 протоколи розкриття пропозицій конкурсних тор-

гів, цінових пропозицій, кваліфікаційних пропозицій;

 інформації про відхилення пропозицій конкурсних

торгів, цінових пропозицій, кваліфікаційних пропозицій та

підстави такого відхилення у вигляді протоколу;

 повідомлення про акцепт пропозиції конкурсних

торгів або цінової пропозиції (пропозиції за результатами

застосування процедури закупівлі в одного учасника);

 оголошення про результати процедури закупівлі;

 повідомлення про відміну торгів чи визнання їх

такими, що не відбулися, повідомлення про відміну проце-

дури закупівлі в одного учасника (у разі наявності);

 звіти про результати проведення процедури заку-

півлі;

 інформації про проведення процедури електронно-

го реверсивного аукціону та його результати (відповідно до

положень розділу VIII-1 Закону № 2289).

Необхідно знати:

Відповідно до вимог частини 1 статті 10 Закону №

2289 Замовник для оприлюднення на веб–порталі Уповно-

важеного органу (що здійснюється безоплатно) у порядку

встановленому Законом № 2289, надає таку інформацію

про закупівлю:

 оголошення про проведення процедури закупівлі –

після публікації в державному офіційному друкованому

виданні з питань державних закупівель, але не пізніш як за

30 днів до дня розкриття пропозицій конкурсних торгів або

111

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

кваліфікаційних пропозицій, якщо цим Законом для окре-

мих процедур закупівлі не встановлено інший строк;

 обґрунтування застосування процедури закупівлі в

одного учасника – одночасно з оголошенням про прове-

дення процедури закупівлі;

 документація конкурсних торгів або кваліфікацій-

ну документацію – після публікації оголошення про прове-

дення процедури закупівлі в державному офіційному дру-

кованому виданні з питань закупівель, але не пізніш як за

30 днів до дня розкриття пропозицій конкурсних торгів або

кваліфікаційних пропозицій, якщо цим Законом для окре-

мих процедур закупівлі не встановлено інший строк;

 зміни до документації конкурсних торгів або ква-

ліфікаційної документації та роз’яснення до неї (у разі на-

явності) – протягом трьох робочих днів з дня прийняття

рішення про їх внесення, але не пізніш як за сім днів до да-

ти розкриття пропозицій конкурсних торгів або кваліфіка-

ційних пропозицій;

 протокол розкриття пропозицій конкурсних тор-

гів, цінових пропозицій, кваліфікаційних пропозицій –

протягом трьох робочих днів з дня розкриття пропозицій

конкурсних торгів, цінових пропозицій, кваліфікаційних

пропозицій;

 інформація про відхилення пропозицій конкурсних

торгів, цінових пропозицій, кваліфікаційних пропозицій та

підстави такого відхилення у вигляді протоколу – протягом

трьох робочих днів з дня прийняття такого рішення;

 повідомлення про акцепт пропозиції конкурсних

торгів або цінової пропозиції (пропозиції за результатами

застосування процедури закупівлі в одного учасника) –

протягом трьох робочих днів з дня прийняття рішення про

визначення переможця процедури закупівлі;

 оголошення про результати процедури закупівлі –

після публікації в державному офіційному друкованому

112

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

виданні з питань державних закупівель, але не пізніш як

через сім днів з дня укладення договору про закупівлю або

прийняття рішення про відміну торгів чи визнання їх таки-

ми, що не відбулися;

 повідомлення про відміну торгів чи визнання їх

такими, що не відбулися, повідомлення про відміну проце-

дури закупівлі в одного учасника (у разі наявності) – протя-

гом трьох робочих днів з дати прийняття такого рішення;

 звіт про результати проведення процедури закупі-

влі – протягом трьох робочих днів з дня його затвердження.

 інформація про проведення процедури електро-

нного реверсивного аукціону та його результати.

Водночас, частина 2 статті 10 Закону № 2289 перед-

бачає, що оголошення про проведення процедури закупівлі

(оголошення про проведення відкритих торгів, оголошення

про проведення процедури двоступеневих торгів, оголо-

шення про проведення попередньої кваліфікації, запит ці-

нових пропозицій, інформація про застосування процедури

закупівлі у одного учасника), повідомлення про акцепт

пропозиції конкурсних торгів або цінової пропозиції, про-

позиції за результатами застосування процедури закупівлі в

одного учасника, відомості про рамкову угоду, за якою

укладено договір про закупівлю (у разі проведення закупів-

лі за рамковими угодами), оголошення про результати про-

ведення торгів, повідомлення про результати проведення

попередньої кваліфікації, інформація про результати про-

цедури запиту цінових пропозицій, інформація про резуль-

тати проведення процедури закупівлі в одного учасника,

повідомлення про відміну торгів або визнання їх такими,

що не відбулися, повідомлення про відміну процедури за-

купівлі в одного учасника) обов’язково безоплатно публі-

куються в державному офіційному друкованому виданні з

питань державних закупівель у терміни, встановлені Зако-

ном № 2289 для оприлюднення відповідної інформації.

113

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Процедура закупівлі, крім закупівель за процедурою

електронного реверсивного аукціону, попередня кваліфі-

кація учасників не можуть проводитися до/без публіка-

ції оголошення про проведення процедури закупівлі в

державному офіційному друкованому виданні з питань

державних закупівель.

Крім того, частиною 4 статті 10 Закону № 2289 пе-

редбачено, що оголошення про проведення процедури за-

купівлі та про результати процедури закупівлі обов’язково

додатково розміщуються у міжнародному інформаційно-

му виданні з питань державних закупівель Уповноваженого

органу та на веб–порталі Уповноваженого органу англійсь-

кою мовою, якщо очікувана вартість закупівлі перевищує

суму, еквівалентну:

 для товарів – 200 тисячам євро;

 для послуг – 300 тисячам євро;

 для робіт – 500 тисячам євро.

Курс євро фіксується згідно з офіційним курсом Наці-

онального банку України, встановленим на день відправ-

лення для публікації у державному офіційному друковано-

му виданні з питань державних закупівель оголошення про

проведення процедури закупівлі.

При цьому, наказом Міністерства економіки України

від 28.07.2010 № 932 „Про визначення офіційного друкова-

ного видання з питань державних закупівель, міжнародного

інформаційного видання з питань державних закупівель та

веб–порталу Уповноваженого органу з питань закупівель”

визначено:

 офіційним друкованим виданням з питань держав-

них закупівель – інформаційний бюлетень „Вісник держав-

них закупівель”;

 міжнародним інформаційним виданням з питань

державних закупівель – міжнародне друковане видання

„Announcer of the public purchasing”;

114

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

 веб–порталом Уповноваженого органу у сфері за-

купівель – офіційний загальнодержавний веб-портал „Дер-

жавні закупівлі” за адресою в мережі Інтернет –

www.tender.me.gov.ua.

Необхідно звернути увагу на:

 наявність та своєчасність оприлюднення оголо-

шення про проведення процедури закупівлі; обґрунтування

застосування процедури закупівлі в одного учасника; до-

кументації конкурсних торгів або кваліфікаційні докумен-

тації; змін до документації конкурсних торгів або кваліфі-

каційних документацій та роз’яснень до них (у разі наявно-

сті); протоколів розкриття пропозицій конкурсних торгів,

цінових пропозицій, кваліфікаційних пропозицій; інформа-

цій про відхилення пропозицій конкурсних торгів, цінових

пропозицій, кваліфікаційних пропозицій та підстав такого

відхилення у вигляді протоколу; повідомлення про акцепт

пропозиції конкурсних торгів або цінової пропозиції (про-

позиції за результатами застосування процедури закупівлі в

одного учасника); оголошення про результати процедури

закупівлі; повідомлення про відміну торгів чи визнання їх

такими, що не відбулися, повідомлення про відміну проце-

дури закупівлі в одного учасника (у разі наявності); звіту

про результати проведення процедури закупівлі на веб–

порталі Уповноваженого органу;

 наявність та своєчасність опублікування оголо-

шення про проведення процедури закупівлі (оголошення

про проведення відкритих торгів, оголошення про прове-

дення процедури двоступеневих торгів, оголошення про

проведення попередньої кваліфікації, запит цінових пропо-

зицій, інформація про застосування процедури закупівлі в

одного учасника), повідомлення про акцепт пропозиції

конкурсних торгів або цінової пропозиції, пропозиції за ре-

зультатами застосування процедури закупівлі в одного уча-

сника, відомості про рамкову угоду, за якою укладено до-

115

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

говір про закупівлю (у разі проведення закупівлі за рамко-

вими угодами), оголошення про результати процедури за-

купівлі (оголошення про результати проведення торгів, по-

відомлення про результати проведення попередньої квалі-

фікації, інформація про результати процедури запиту ціно-

вих пропозицій, інформація про результати проведення

процедури закупівлі в одного учасника, повідомлення про

відміну торгів або визнання їх такими, що не відбулися, по-

відомлення про відміну процедури закупівлі в одного учас-

ника) в державному офіційному друкованому виданні з пи-

тань державних закупівель;

 додаткове розміщення вищезазначених документів

у міжнародному інформаційному виданні з питань держав-

них закупівель Уповноваженого органу та на веб-порталі

Уповноваженого органу англійською мовою, якщо очіку-

вана вартість закупівлі перевищує суму, еквівалентну: для

товарів – 200 тисячам євро; для послуг – 300 тисячам євро;

для робіт – 500 тисячам євро (за офіційним курсом Націо-

нального банку України, встановленим на день відправлен-

ня для публікації у державному офіційному друкованому

виданні з питань державних закупівель оголошення про

проведення процедури закупівлі).

За результатами дослідження надається належна

правова оцінка щодо:

 дотримання комітетом з конкурсних торгів замо-

вника вимог законодавства про державні закупівлі в части-

ні прозорості здійснення державних закупівель;

 наявності та своєчасності оприлюднення замовни-

ком відповідних документів, що перелічені у статті 10 За-

кону № 2289;

 наявності додаткового розміщення комітетом з

конкурсних торгів замовника вищезазначених документів у

міжнародному інформаційному виданні з питань держав-

116

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

них закупівель Уповноваженого органу та на веб-порталі

Уповноваженого органу англійською мовою, якщо очіку-

вана вартість закупівлі перевищує суму, еквівалентну: для

товарів – 200 тисячам євро; для послуг – 300 тисячам євро;

для робіт – 500 тисячам євро (за офіційним курсом Націо-

нального банку України, встановленим на день відправлен-

ня для публікації у державному офіційному друкованому

виданні з питань державних закупівель оголошення про

проведення процедури закупівлі).

Дослідження відповідності документації конкурсних

торгів, кваліфікаційної документації та запиту для

участі у процедурі цінових пропозицій замовника торгів

вимогам чинного законодавства у сфері

державних закупівель

Документи, що підлягають дослідженню при про-

веденні контрольного заходу:

 документація конкурсних торгів;

 кваліфікаційна документація;

 запити для участі у процедурі; цінові пропозицій

та зміни до них.

Необхідно знати:

Відповідно до вимог пункту 6 частини 1 статті 1 За-

кону № 2289 документація конкурсних торгів – докумен-

тація, що розробляється та затверджується замовником,

оприлюднюється для вільного доступу та безоплатно пода-

ється замовником під час проведення торгів (конкурсних

торгів) фізичним/юридичним особам. При цьому, докумен-

тація конкурсних торгів не є об’єктом авторського права

та/або суміжних прав.

Статтею 22 Закону № 2289 передбачено, що після

оприлюднення оголошення про проведення процедури за-

117

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

купівлі кожна фізична/юридична особа має право безопла-

тно отримати документацію конкурсних торгів. Зокрема,

документація конкурсних торгів безоплатно надсилається

або надається замовником протягом трьох робочих днів з

дня отримання від фізичної/юридичної особи відповідного

запиту.

Також, документація конкурсних торгів безоплатно

розміщується на веб-порталі Уповноваженого органу для

загального доступу і може бути безоплатно отримана кож-

ною фізичною/юридичною особою.

Документація конкурсних торгів повинна містити:

1) інструкцію з підготовки пропозицій конкурсних

торгів;

2) кваліфікаційні критерії до учасників відповідно до

статті 16, вимоги, встановлені статтею 17 Закону № 2289,

та інформацію про спосіб документального підтвердження

відповідності учасників встановленим критеріям та вимо-

гам згідно із законодавством;

3) інформацію про необхідні технічні, якісні та кіль-

кісні характеристики предмета закупівлі, в тому числі від-

повідну технічну специфікацію (у разі потреби – плани,

креслення, малюнки чи опис предмета закупівлі). При цьо-

му, технічна специфікація повинна містити: детальний опис

товарів, робіт, послуг, що закуповуються, в тому числі їх

технічні та якісні характеристики; вимоги щодо технічних і

функціональних характеристик предмета закупівлі, у разі

якщо опис скласти неможливо або якщо доцільніше зазна-

чити такі показники; посилання на стандартні характерис-

тики, вимоги, умовні позначення та термінологію,

пов’язану з товарами, роботами чи послугами, що закупо-

вуються, передбачені існуючими міжнародними або націо-

нальними стандартами, нормами та правилами.

Технічна специфікація не повинна містити посилання

на конкретні торговельну марку чи фірму, патент, констру-

118

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

кцію або тип предмета закупівлі, джерело його походження

або виробника. У разі якщо таке посилання є необхідним,

специфікація повинна містити вираз „або еквівалент”. Тех-

нічні, якісні характеристики предмета закупівлі повинні

передбачати необхідність застосування заходів із захисту

довкілля;

4) кількість товару та місце його поставки;

5) місце, де повинні бути виконані роботи чи надані

послуги, їх обсяги;

6) строки поставки товарів, виконання робіт, надання

послуг;

7) проект договору або основні умови, які обов’язково

будуть включені до договору про закупівлю;

8) опис окремої частини або частин предмета закупів-

лі (лота), щодо яких можуть бути подані пропозиції конку-

рсних торгів, у разі якщо учасникам дозволяється подати

пропозиції конкурсних торгів стосовно частини предмета

закупівлі (лота);

9) перелік критеріїв та методику оцінки пропозицій

конкурсних торгів із зазначенням питомої ваги критеріїв;

10) строк, протягом якого пропозиції конкурсних тор-

гів вважаються дійсними, але не менше ніж 90 днів з дати

розкриття пропозицій конкурсних торгів;

11) інформацію про валюту, в якій повинна бути роз-

рахована і зазначена ціна пропозиції конкурсних торгів;

12) інформацію про мову (мови), якою (якими) пови-

нні бути складені пропозиції конкурсних торгів;

13) зазначення способу, місця та кінцевого строку по-

дання пропозицій конкурсних торгів;

14) порядок надання роз’яснень щодо документації

конкурсних торгів;

15) розмір, вид та умови надання забезпечення про-

позицій конкурсних торгів (якщо замовник вимагає його

надати);

119

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

16) розмір, вид, умови надання, умови повернення та

неповернення забезпечення виконання договору про заку-

півлю (якщо замовник вимагає його надати);

17) місце, дату і час розкриття пропозицій конкурсних

торгів;

18) прізвище, ім’я та по батькові, посаду та адресу

однієї чи кількох посадових осіб замовника, уповноваже-

них здійснювати зв’язок з учасниками.

Документація конкурсних торгів може містити також

іншу інформацію, відповідно до законодавства, яку замов-

ник вважає за необхідне до неї включити.

Однак, документація конкурсних торгів не повинна

містити вимог, що обмежують конкуренцію та призводять

до дискримінації учасників (частина 3 статті 22 Закону

№ 2289).

Згідно з пунктом 6 розділу ІІІ Стандартної докумен-

тації конкурсних торгів, затвердженої наказом Міністерст-

ва економіки України від 26.07.2010 № 919, при визначенні

кваліфікаційних критеріїв у документації конкурсних тор-

гів замовник керується переліком кваліфікаційних критері-

їв, зазначених у статті 16 Закону № 2289.

Замовником зазначаються кваліфікаційні критерії до

учасників відповідно до статті 16 Закону № 2289, вимоги,

встановлені статтею 17 Закону № 2289, та інформація про

спосіб документального підтвердження відповідності учас-

ників встановленим критеріям та вимогам згідно із законо-

давством.

Частиною 1 статті 16 Закону № 2289 передбачено, що

замовники у разі проведення процедур закупівель, крім ви-

падків, установлених частиною третьою цієї статті, визна-

чають кваліфікаційні критерії до учасників або учасників

попередньої кваліфікації з числа тих, що встановлені час-

тиною другою цієї статті.

120

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Таким чином, Законом передбачено право замовника

самостійно визначати кваліфікаційні критерії до учасників

або учасників попередньої кваліфікації з числа тих, що

встановлені частиною другою статті 16 Закону № 2289.

При цьому, слід зазначити, що документація конкурсних

торгів може містити як весь перелік таких критеріїв, так і

один або декілька.

Відповідно до вимог частини 2 статті 16 Закону

№ 2289 замовник може встановлювати такі кваліфіка-

ційні критерії:

 наявність обладнання та матеріально-технічної ба-

зи, у тому числі власних виробничих потужностей та/або

центрів обслуговування на території України;

 наявність працівників відповідної кваліфікації, які

мають необхідні знання та досвід;

 наявність документально підтвердженого досвіду

виконання аналогічних договорів;

 наявність фінансової спроможності (баланс, звіт

про фінансові результати, звіт про рух грошових коштів,

довідка з обслуговуючого банку про відсутність (наявність)

заборгованості за кредитами).

Важливо !

З 17 червня 2012 року набули чинності зміни, вне-

сені Законом № 4851, згідно з яким замовник не встанов-

лює кваліфікаційних критеріїв згідно зі статтею 16 За-

кону № 2289 та не визначає переліку документів, що

підтверджують подану учасниками або учасниками по-

передньої кваліфікації інформацію про відповідність їх

таким критеріям у разі проведення процедури запиту

цінових пропозицій та закупівлі нафти, нафтопродуктів

сирих, електричної енергії, послуг з її передачі та розпо-

ділу, централізованого постачання теплової енергії, по-

слуг поштового зв’язку, поштових марок та маркованих

121

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

конвертів, телекомунікаційних послуг, у тому числі з

трансляції радіо- та телесигналів, послуг з централізо-

ваного водопостачання та водовідведення, послуг з пере-

везення залізничним транспортом загального користу-

вання.

У відповідності до вимог статті 17 Закону № 2289

замовник приймає рішення про відмову учаснику, учас-

нику попередньої кваліфікації в участі у процедурі закупі-

влі, попередній кваліфікації учасників та зобов’язаний

відхилити пропозицію конкурсних торгів (кваліфікаційну,

цінову пропозицію) учасника (учасника попередньої ква-

ліфікації), у разі якщо:

1) він має незаперечні докази того, що учасник або

учасник попередньої кваліфікації пропонує, дає або пого-

джується дати прямо чи опосередковано будь-якій посадо-

вій особі замовника, іншого державного органу винагороду

в будь-якій формі (пропозиція щодо найму на роботу, цінна

річ, послуга тощо) з метою вплинути на прийняття рішення

щодо визначення переможця процедури закупівлі або за-

стосування замовником певної процедури закупівлі;

2) учасника або учасника попередньої кваліфікації

було притягнуто згідно із законом до відповідальності за

вчинення у сфері державних закупівель корупційного пра-

вопорушення;

3) виявлено факт участі учасника або учасника попе-

редньої кваліфікації у змові;

4) фізична особа, яка є учасником або учасником по-

передньої кваліфікації, була засуджена за злочин,

пов’язаний з порушенням процедури закупівлі, чи інший

злочин, вчинений з корисливих мотивів, судимість з якої не

знято або не погашено у встановленому законом порядку;

5) службова (посадова) особа учасника або учасника

попередньої кваліфікації, яку уповноважено учасником або

122

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

учасником попередньої кваліфікації представляти його ін-

тереси під час проведення процедури закупівлі, була засу-

джена за злочин, пов’язаний з порушенням процедури за-

купівлі, чи інший злочин, вчинений з корисливих мотивів,

судимість з якої не знято або не погашено у встановленому

законом порядку;

6) пропозиція конкурсних торгів (кваліфікаційна, ці-

нова пропозиція) подана учасником процедури закупівлі,

який є пов’язаною особою з іншими учасниками процедури

закупівлі;

7) учасником або учасником попередньої кваліфікації

не надано документів, що підтверджують правомочність на

укладення договору про закупівлю;

8) учасник або учасник попередньої кваліфікації ви-

знаний у встановленому законом порядку банкрутом та

відносно нього відкрита ліквідаційна процедура.

Водночас, замовник може прийняти рішення про від-

мову учаснику, учаснику попередньої кваліфікації в участі

у процедурі закупівлі, попередній кваліфікації учасників та

може відхилити пропозицію конкурсних торгів (кваліфіка-

ційну, цінову пропозицію) учасника (учасника попередньої

кваліфікації), у разі якщо:

 учасник або учасник попередньої кваліфікації має

заборгованість із сплати податків і зборів (обов’язкових

платежів);

 учасник або учасник попередньої кваліфікації не

провадить господарську діяльність відповідно до положень

його статуту.

Поряд з цим, згідно пункту 12 частини 1 статті 1 За-

кону № 2289 кваліфікаційна документація – це докумен-

тація, що розробляється, затверджується, оприлюднюється

для вільного доступу та безоплатно надається замовником

під час проведення попередньої кваліфікації учасників фі-

зичним/юридичним особам.

123

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Частина 3 статті 38 Закону № 2289 передбачає, що

кваліфікаційна документація повинна містити:

1) інструкції з підготовки та подання кваліфікаційної

пропозиції;

2) кваліфікаційні критерії до учасників та перелік доку-

ментів, що підтверджують їх відповідність таким критеріям;

3) процедуру оцінки відповідності кваліфікаційним

критеріям (відповідає/не відповідає);

4) інформацію про необхідні технічні та якісні харак-

теристики предмета закупівлі, в тому числі відповідну тех-

нічну специфікацію (у разі потреби плани, креслення, ма-

люнки чи описи предмета закупівлі). Технічна специфіка-

ція, плани, креслення, малюнки чи описи предмета закупів-

лі, що вимагаються замовником, не повинні містити поси-

лань на конкретні торговельну марку чи фірму, патент,

конструкцію або тип предмета закупівлі, джерело його по-

ходження чи виробника.

У разі якщо таке посилання є необхідним, специфіка-

ція повинна містити вираз „або еквівалент”. Технічні, якісні

характеристики предмета закупівлі повинні передбачати

необхідність застосування заходів із захисту довкілля;

5) кількість та місце поставки товару;

6) місце, в якому виконуватимуться роботи чи надава-

тимуться послуги;

7) строки поставки товарів, виконання робіт, надання

послуг;

8) інформацію про мову (мови), якою (якими) повинні

бути викладені кваліфікаційні пропозиції;

9) спосіб, місце та кінцевий строк подання кваліфіка-

ційних пропозицій;

10) процедуру надання роз’яснень щодо кваліфікацій-

ної документації;

11) місце, дату і час розкриття кваліфікаційних про-

позицій;

124

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

12) прізвище, ім’я та по батькові, посаду та адресу од-

нієї чи кількох посадових осіб або інших працівників замов-

ника, уповноважених здійснювати зв’язок з учасниками.

Кваліфікаційна документація може містити також ін-

шу інформацію, яку замовник вважає за необхідне включи-

ти до неї.

Водночас, статями 35 та 36 Закону № 2289 встановле-

но, що у разі здійснення замовником процедури запиту ці-

нових пропозицій, він надсилає запит не менше ніж трьом

учасникам та в день надсилання запиту передає його для

публікації в державному офіційному друкованому виданні

з питань державних закупівель.

Також, запит цінових пропозицій безоплатно публіку-

ється в державному офіційному друкованому виданні з пи-

тань державних закупівель та безоплатно розміщується на

веб-порталі Уповноваженого органу відповідно до статті 10

Закону № 2289.

У запиті цінових пропозицій обов’язково зазнача-

ються:

 найменування та місцезнаходження замовника;

 опис предмета закупівлі чи його частин (якщо за-

мовник передбачає подання цінових пропозицій за части-

нами), у тому числі їх необхідні технічні та інші параметри;

 адреса веб-порталу Уповноваженого органу, на

якому розміщується інформація про закупівлю, відповідно

до статті 10 Закону № 2289;

 адреса веб-сайту, на якому додатково розміщуєть-

ся інформація замовника про закупівлю (у разі наявності);

 строк поставки товарів або надання послуг;

 місце і строк подання цінових пропозицій;

 місце, дата і час розкриття цінових пропозицій;

 строк дії цінових пропозицій, але не менше ніж

120 днів;

 основні умови договору про закупівлю;

125

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

 прізвище, ім’я та по батькові, посада та адреса од-

нієї чи кількох посадових осіб замовника, уповноважених

здійснювати зв’язок з учасниками;

 реєстраційний рахунок замовника, відкритий в

центральному органі виконавчої влади, що реалізує держа-

вну політику у сфері казначейського обслуговування бю-

джетних коштів (у разі здійснення закупівлі за рахунок бю-

джетних коштів).

Необхідно звернути увагу на:

ДОКУМЕНТАЦІЯ КОНКУРСНИХ ТОРГІВ

 досліджується повнота та правильність відобра-

ження інформації, передбаченої при складанні документа-

ції конкурсних торгів (наявність всіх розділів, визначених

законодавством);

 перевіряється наявність інформації про необхідні

технічні, якісні та кількісні характеристики предмета заку-

півлі, в тому числі відповідну технічну специфікацію (у ра-

зі потреби – плани, креслення, малюнки чи опис предмета

закупівлі).

Разом з тим, технічна специфікація має містити: де-

тальний опис товарів, робіт, послуг, що закуповуються, у

тому числі їх технічні та якісні характеристики; вимоги

щодо технічних і функціональних характеристик предмета

закупівлі, у разі якщо опис скласти неможливо або якщо

доцільніше зазначити такі показники; посилання на стан-

дартні характеристики, вимоги, умовні позначення та тер-

мінологію, пов’язану з товарами, роботами чи послугами,

що закуповуються, передбачені існуючими міжнародними

або національними стандартами, нормами та правилами.

Технічні, якісні характеристики предмета закупівлі пови-

126

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

нні передбачати необхідність застосування заходів із за-

хисту довкілля.

 перевіряється чи не містить документація конкур-

сних торгів вимог, що обмежують конкуренцію та призво-

дять до дискримінації учасників;

 перевіряється чи не містить технічна специфікація

до документації конкурсних торгів посилання на конкретні

торговельну марку чи фірму, патент, конструкцію або тип

предмета закупівлі, джерело його походження або вироб-

ника (у разі якщо таке посилання необхідне, специфікація

має містити вираз „або еквівалент”;

КВАЛІФІКАЦІЙНА ДОКУМЕНТАЦІЯ

 досліджується повнота та правильність відобра-

ження інформації, передбаченої при складанні кваліфі-

каційної документації (частина 3 статті 37 Закону № 2289)

(наявність всіх розділів, визначених законодавством);

 перевіряється наявність інформації про необхідні

технічні, якісні та кількісні характеристики предмета заку-

півлі, у тому числі відповідну технічну специфікацію (у ра-

зі потреби – плани, креслення, малюнки чи опис предмета

закупівлі);

 перевіряється чи не містить кваліфікаційна доку-

ментація вимог, що обмежують конкуренцію та призводять

до дискримінації учасників;

 перевіряється чи не містить технічна специфікація

до кваліфікаційної документації не повинна містити поси-

лання на конкретні торговельну марку чи фірму, патент,

конструкцію або тип предмета закупівлі, джерело його по-

ходження або виробника (у разі якщо таке посилання необ-

хідне, специфікація має містити вираз „або еквівалент”);

127

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

ЗАПИТ ЦІНОВИХ ПРОПОЗИЦІЙ

 досліджується повнота та правильність відобра-

ження інформації, передбаченої частиною другою статті 36

Закону № 2289;

 перевіряється наявність опису предмета закупівлі

чи його частин (якщо замовник передбачає подання ціно-

вих пропозицій за частинами), у тому числі їх необхідні

технічні та інші параметри.

 перевіряється чи не містять запити для участі у

процедурі цінових пропозицій вимог, що обмежують кон-

куренцію та призводять до дискримінації учасників.

Практична діяльність органів Держфінінспекції свід-

чить, що типовими порушеннями з боку комітетів з конку-

рсних торгів замовників при складанні та затвердженні до-

кументації конкурсних торгів можуть бути:

 встановлення в документації конкурсних торгів

вимог до розміру плати за її отримання;

 невизначення переліку критеріїв, які висуваються

комітетом з конкурсних торгів із метою оцінки відповідно-

сті учасників встановленим критеріям;

 не встановлення замовником торгів у документа-

ції конкурсних торгів вимог до надання інформації стосо-

вно документального підтвердження відповідності учас-

ників встановленим критеріям та вимогам згідно із зако-

нодавством;

 відсутність у документації конкурсних торгів ви-

мог до інформації про необхідні технічні, якісні та кількісні

характеристики предмета закупівлі, зокрема, відповідної

технічної специфікації;

 відсутність у технічній специфікації відомостей,

передбачених абзацом 3 частини 2 статті 22 Закону № 2289;

128

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

 наявність у технічній специфікації посилань на

конкретну торговельну марку чи фірму, патент, конструк-

цію або тип предмета закупівлі, джерело його походження

або виробника без зазначення виразу „або еквівалент”;

 невизначення замовником переліку критеріїв та

методики їх оцінки для визначення найкращої пропозиції

конкурсних торгів;

 відсутність у документації конкурсних торгів ві-

домостей щодо кількості товару, місця його поставки, міс-

ця, де повинні бути виконані роботи чи надані послуг, їх

обсяги, строки поставки товарів, виконання робіт, надання

послуг;

 відсутність в умовах документації конкурсних то-

ргів проекту договору або основних умов, які обов’язково

будуть включені до договору про закупівлю;

 невизначення строку, протягом якого пропозиції

конкурсних торгів вважаються дійсними;

 відсутність у документації конкурсних торгів ін-

формації про валюту, у якій повинна бути розрахована і за-

значена ціна пропозицій конкурсних торгів, та про мову,

якою повинна бути складена пропозиція конкурсних торгів;

 невстановлення вимог до надання забезпечення

пропозицій конкурсних торгів (у разі його вимагання замо-

вником);

 відсутність даних про процедуру надання

роз’яснень щодо документації конкурсних торгів;

 невизначення місця, дати, часу розкриття пропо-

зицій, прізвища, ім’я, по-батькові, посади та адреси однієї

чи кількох осіб замовника, уповноважених здійснювати

зв’язок з учасниками;

 наявність у ДКТ вимог, що обмежують конкурен-

цію та призводять до дискримінації учасників.

129

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

За результатами дослідження надається належ-

на правова оцінка щодо:

 відповідності документації конкурсних торгів,

кваліфікаційної документації та запитів для участі у проце-

дурі цінових пропозицій вимогам чинного законодавства;

 наявності в них всієї передбаченої інформації та

відомостей, передбачених нормами законодавства;

 відсутності / наявності в них вимог дискримі-

наційного характеру до учасників торгів та таких, що об-

межують конкуренцію.

Дослідження дотримання порядку надання комітетом з

конкурсних торгів замовника роз’яснень у зв’язку із

внесенням змін до документації конкурсних торгів або

на запити учасників

Документи, що підлягають дослідженню при про-

веденні контрольного заходу:

 документація конкурсних торгів;

 кваліфікаційна документація;

 запити учасникам процедури запиту цінових про-

позицій та зміни до них;

 запити учасників конкурсних торгів щодо надання

роз’яснення;

 роз’яснення комітету з конкурсних торгів; прото-

коли комітету з конкурсних торгів щодо проведення зборів

з метою роз’яснення будь-яких запитів щодо документації

конкурсних торгів.

Необхідно знати:

Умови та підстави надання замовником торгів

роз’яснень щодо документації конкурсних торгів та вне-

сення змін до неї визначені статтею 23 Закону № 2289.

130

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Так, учасник, який отримав від замовника документа-

цію конкурсних торгів, має право не пізніше ніж за 10 днів

до закінчення строку подання пропозицій конкурсних тор-

гів звернутися до замовника за роз’ясненнями щодо доку-

ментації конкурсних торгів, а замовник повинен надати

роз’яснення на запит протягом трьох днів з дня його отри-

мання всім особам, яким було надано документацію конку-

рсних торгів.

У разі проведення зборів з метою роз’яснення будь-

яких запитів щодо документації конкурсних торгів за-

мовник повинен забезпечити ведення протоколу таких

зборів з викладенням у ньому всіх роз’яснень щодо запитів

і надіслати його всім особам, яким було подано документа-

цію конкурсних торгів, незалежно від їх присутності на

зборах.

Водночас, замовник має право з власної ініціативи

чи за результатами запитів внести зміни до докумен-

тації конкурсних торгів, продовживши строк подання

та розкриття пропозицій конкурсних торгів не менше

ніж на сім днів, та повідомити письмово протягом одного

робочого дня з дня прийняття рішення про внесення зазна-

чених змін усіх осіб, яким було видано документацію кон-

курсних торгів.

Важливо !

У разі здійснення закупівлі за скороченою процеду-

рою замовник не має права з власної ініціативи чи за ре-

зультатами запитів вносити зміни до документації

конкурсних торгів, крім випадків, коли внесення таких

змін необхідне для приведення у відповідність докумен-

тації конкурсних торгів із вимогами чинного законодав-

ства або такі зміни вимагає рішення органу оскарження.

У такому разі замовник зобов’язаний внести відповідні

зміни до документації конкурсних торгів та продовжи-

ти строк подання пропозицій конкурсних торгів.

131

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Крім того, у разі несвоєчасного подання замовником

роз’яснень щодо змісту документації конкурсних торгів або

несвоєчасного внесення до неї змін замовник повинен про-

довжити строк подання та розкриття пропозицій конкурс-

них торгів не менш як на сім днів та повідомити про це всіх

осіб, яким було видано документацію конкурсних торгів.

Важливо !

Роз’яснення щодо документації конкурсних торгів

та інформація щодо внесення відповідних змін до неї

оприлюднюються замовником відповідно до вимог

статті 10 Закону № 2289.

Необхідно звернути увагу на:

 надходження запитів щодо надання роз’яснень від

учасників конкурсних торгів;

 повноту надання відповіді комітетом з конкурсних

торгів на запити учасників конкурсних торгів щодо надан-

ня роз’яснень та у встановлені Законом терміни;

 наявність протоколів комітету з конкурсних торгів

щодо проведення зборів з метою роз’яснення будь-яких за-

питів стосовно документації конкурсних торгів та направ-

лення цих протоколів усім особам, яким було подано доку-

ментацію конкурсних торгів, незалежно від їх присутності

на зборах;

 оприлюднення наданих роз’яснень щодо докумен-

тації конкурсних торгів та внесених змін до неї відповідно

до вимог частини першої статті 10 Закону № 2289.

За результатами дослідження надається належна

правова оцінка щодо:

 дотримання комітетом з конкурсних торгів замов-

ника порядку надання роз’яснень у зв’язку із внесенням

змін до документації конкурсних торгів або на запити уча-

сників торгів.

132

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Дослідження відповідності конкурсних пропозицій

(цінових пропозицій) вимогам документації конкурсних

торгів, кваліфікаційній документації, запитам для

участі у процедурі цінових пропозицій та законодавству

Документи, що підлягають дослідженню при про-

веденні контрольного заходу:

 конкурсні пропозиції учасників;

 документи, подані у складі конкурсної пропозиції

учасників на підтвердження кваліфікаційних та інших ви-

мог, передбачених документацією конкурсних торгів;

 документація конкурсних торгів;

 цінові пропозиції учасників;

 запити цінових пропозицій до учасників;

 запити цінових пропозицій учасників;

 кваліфікаційні пропозиції учасників;

 кваліфікаційна документація.

Необхідно звернути увагу на:

ВІДКРИТІ ТОРГИ (стаття 27 Закону № 2289)

 відповідність термінів розкриття пропозицій кон-

курсних торгів строку закінчення їх подання, що зазначе-

ний у оголошенні про проведення процедури закупівлі;

 наявність чи відсутність в пропозиціях конкурсних

торгів учасників всіх необхідних документів, передбачених

документацією конкурсних торгів, внесення зазначеної ін-

формації до протоколу розкриття пропозицій конкурсних

торгів;

 зіставлення поданих учасниками конкурсних про-

позицій (цінових пропозицій) з вимогами документації

133

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

конкурсних торгів (запрошення до участі в торгах) та зако-

нодавства в частині їх відповідності:

 відповідність терміну дії конкурсних пропозицій

учасників – терміну, визначеному документацією конкурс-

них торгів;

 відповідність документів, поданих учасниками на

підтвердження їх кваліфікаційних та інших вимог, перед-

бачених документацією конкурсних торгів, – переліку ква-

ліфікаційних та інших вимог, передбачених документацією

конкурсних торгів, та вимогам статті 16 Закону № 2289;

 чинність документів, поданих на підтвердження

кваліфікаційних та інших вимог, передбачених документа-

цією конкурсних торгів, на дату розкриття або пізнішу да-

ту, якщо інше не встановлено документацією конкурсних

торгів або законодавством;

 з метою виявлення учасників – пов’язаних осіб в

обов’язковому порядку досліджуються статутні документи,

подані учасниками у складі їх конкурсних пропозицій;

 з метою аналізу можливості своєчасної та повної

поставки товарів, виконання робіт та надання послуг пере-

віряється наявність документів, що вимагаються абзацом 5

частини 2 статті 16 Закону № 2289: баланс, звіт про фінан-

сові результати, звіт про рух грошових коштів, довідка з

обслуговуючого банку про відсутність (наявність) заборго-

ваності за кредитами;

 підтвердження достовірності документів, наданих

у складі конкурсних пропозицій учасників, перевіряється

відповідність компетенції установи, що їх надала, достові-

рність зазначених документів та правильність зазначених у

них даних.

134

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

ПОПЕРЕДНЯ КВАЛІФІКАЦІЯ УЧАСНИКІВ

(статті 37, 38 Закону № 2289)

 кількість допущених учасників попередньої квалі-

фікації, які пройшли таку кваліфікацію (відповідно до за-

конодавства їх повинно бути не менше двох);

 відповідність строку подання кваліфікаційних

пропозицій вимогам чинного законодавства (він повинен

бути не меншим, ніж 30 днів з дня опублікування оголо-

шення про попередню кваліфікацію в державному офіцій-

ному друкованому виданні з питань державних закупівель

відповідно до статті 10 Закону № 2289, а при здійсненні за-

купівель за скороченою процедурою строк подання квалі-

фікаційних пропозицій повинен бути не меншим, ніж 15

днів з дня опублікування оголошення про попередню ква-

ліфікацію в державному офіційному друкованому виданні з

питань державних закупівель);

 відповідність термінів розкриття кваліфікаційних

пропозицій учасників строку закінчення їх подання, що за-

значені в оголошенні про проведення попередньої кваліфі-

кації;

 наявність під час розкриття кваліфікаційних про-

позицій усіх необхідних документів, передбачених кваліфі-

каційною документацією щодо їх підготовки;

 відповідність пропозицій учасників попередньої

кваліфікації вимогам, встановленим у кваліфікаційній до-

кументації;

 відповідність строків подання пропозицій конкур-

сних торгів учасників після попередньої кваліфікації (по-

винен становити не менше ніж 15 днів з дня надсилання

повідомлення про її результати). При цьому, Замовник мо-

же не вимагати від учасників попередньої кваліфікації, які

пройшли кваліфікаційний відбір, повторного подання ними

135

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

документально підтвердженої інформації про їх відповід-

ність кваліфікаційним критеріям під час подальшого про-

ведення процедури.

ПРОЦЕДУРА ДВОСТУПЕНЕВИХ ТОРГІВ

(статті 33, 34 Закону № 2289)

 законність застосування замовником процедури

двоступеневих торгів (застосовується у випадку, коли за-

мовник не може визначити необхідні технічні, якісні харак-

теристики (специфікації) товарів (робіт) або визначити вид

послуг та якщо для прийняття оптимального рішення про

закупівлю необхідно провести попередні переговори з уча-

сниками; предметом закупівлі є здійснення наукових дослі-

джень, експериментів або розробок, виконання дослідно-

конструкторських, будівельних робіт, торги проводяться в

два етапи);

 дотримання учасниками строку подання попере-

дніх пропозицій на першому етапі (строк подання учасни-

ками попередніх пропозицій конкурсних торгів становить

не менше 30 днів з дня опублікування оголошення про про-

ведення двоступеневих торгів у державному офіційному

друкованому виданні з питань державних закупівель;

 дотримання учасниками строку подання попере-

дніх пропозицій при закупівлі за скороченою процедурою

(під час здійснення закупівель за скороченою процедурою

строк подання учасниками попередніх пропозицій конкур-

сних торгів становить не менше 15 днів з дня опублікуван-

ня оголошення про проведення двоступеневих торгів у

державному офіційному друкованому виданні з питань

державних закупівель;

 дотримання вимог законодавства щодо кількості

допущення учасників торгів до другого етапу (на другому

етапі замовник запрошує до участі учасників, попередні

136

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

пропозиції конкурсних торгів яких не було відхилено на

першому етапі та пропозиції яких виявилися прийнятними

в цілому, але не менше ніж двох);

 дотримання учасниками строку подання пропози-

цій на другому етапі (строк подання пропозицій конкурс-

них торгів на другому етапі становить не менше 15 днів з

дня повідомлення учасника про результати першого етапу).

ЗАПИТ ЦІНОВИХ ПРОПОЗИЦІЙ

(стаття 36 Закону № 2289)

 відповідність строку подання учасниками цінових

пропозицій вимогам, встановленим чинним законодавством

та Замовником (не може бути меншим, ніж 10 робочих днів

з дня публікації запиту цінових пропозицій у державному

офіційному друкованому виданні з питань державних заку-

півель відповідно до статті 10 Закону № 2289);

 відповідність форми цінової пропозиції вимогам

чинного законодавства (учасник має право подати тільки

одну цінову пропозицію, яка не може бути в подальшому

змінена;

 цінова пропозиція подається у письмовій формі за

підписом учасника, прошита, пронумерована та скріплена

печаткою, у запечатаному конверті;

 відповідність загального строку для розгляду ціно-

вих пропозицій та визначення переможця процедури заку-

півлі нормам законодавства (не повинен перевищувати

п’яти днів з дня розкриття цінових пропозицій);

 законність визначення переможцем процедури за-

питу цінових пропозицій учасника, який подав пропозицію,

що відповідає вимогам замовника, зазначеним у запиті ці-

нових пропозицій, та має найнижчу ціну.

137

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

За результатами дослідження надається належна

правова оцінка щодо:

 законності дій комітету з конкурсних торгів замо-

вника під час розгляду конкурсних пропозицій (цінових

пропозицій) щодо їх відповідності вимогам документації

конкурсних торгів (запитів для участі у процедурі цінових

пропозицій) та законодавству;

 наявності передбачених законодавством підстав

щодо допущення зазначених пропозицій до оцінки пропо-

зицій.

Дослідження наявності, відповідності затвердженій

формі та достовірності даних при складанні замовником

Реєстру отриманих пропозицій конкурсних торгів,

кваліфікаційних пропозицій, цінових пропозицій та

протоколу розкриття конкурсних пропозицій

(кваліфікаційних пропозицій, цінових пропозицій)

Документи, що підлягають дослідженню при про-

веденні контрольного заходу:

 протоколи розкриття конкурсних пропозицій;

 конкурсні пропозиції учасників торгів;

 документація конкурсних торгів;

 реєстр отриманих конкурсних пропозицій учасни-

ків торгів;

 кваліфікаційна документація;

 запити цінових пропозицій до учасників торгів;

 запити цінових пропозицій.

138

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Необхідно звернути увагу на:

 відповідність протоколу Реєстру отриманих кон-

курсних пропозицій (кваліфікаційних пропозицій, цінових

пропозицій) формі, що затверджена наказом Міністерства

економіки України від 26.07.2010 № 922 „Про затверджен-

ня форм документів у сфері державних закупівель”;

 відповідність протоколу розкриття конкурсних

пропозицій (кваліфікаційних пропозицій, цінових пропози-

цій) формі, що затверджена наказом Міністерства економі-

ки України від 26.07.2010 № 922 „Про затвердження форм

документів у сфері державних закупівель”;

 відповідність протоколів розкриття конкурсних

пропозицій даті, місцю та часу розкриття конкурсних про-

позицій, визначених у документації конкурсних торгів;

 зіставлення реєстрів отриманих конкурсних про-

позицій учасників з даними протоколу розкриття;

 зіставлення, викладеної у протоколі розкриття ін-

формації на предмет відповідності учасників кваліфікацій-

ним вимогам, передбаченим документацією конкурсних

торгів (кваліфікаційною документацією), запитам цінових

пропозицій фактично наявним документам, що подані у

складі конкурсних пропозицій учасників на підтвердження

кваліфікаційним вимогам.

За результатами надається належна правова

оцінка щодо:

 дотримання комітетом з конкурсних торгів замов-

ника вимог законодавства щодо наявності, відповідності

затвердженій формі та достовірності складання Реєстру

отриманих пропозицій конкурсних торгів, кваліфікаційних

пропозицій, цінових пропозицій та протоколу розкриття

конкурсних пропозицій (кваліфікаційних пропозицій, ціно-

вих пропозицій).

139

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Дослідження дотримання порядку розгляду та оцінки

конкурсних пропозицій, визначення переможця,

акцепту конкурсних пропозицій переможця торгів

Документи, що підлягають дослідженню при про-

веденні контрольного заходу:

 протоколи оцінки та визначення переможця про-

цедури закупівлі;

 документація конкурсних торгів;

 кваліфікаційна документація;

 кваліфікаційні пропозиції учасників;

 конкурсні пропозиції учасників торгів;

 запити цінових пропозицій;

 запити цінових пропозицій учасників;

 повідомлення про акцепт та про результати торгів.

Необхідно знати:

Згідно до вимог статті 28 Закону № 2289 замовник ви-

значає переможця торгів з числа учасників пропозиції кон-

курсних торгів яких не було відхилено згідно із Законом №

2289 (у кількості не менше) двох, на основі критеріїв і мето-

дики оцінки, зазначених у документації конкурсних торгів.

Такими критеріями оцінки є:

– у разі здійснення закупівлі товарів, робіт і послуг,

що виробляються, виконуються чи надають не за окремо

розробленою специфікацією (технічним проектом), для

яких існує постійно діючий ринок – ціна;

– у разі здійснення закупівлі, яка має складний або

спеціалізований характер (у тому числі консультаційних

послуг, наукових досліджень, експериментів або розробок,

дослідно-конструкторських робіт), – ціна разом з іншими

критеріями оцінки, зокрема такими, як:

140

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

– якість виконання робіт, послуг;

– умови оплати;

– строк виконання;

– гарантійне обслуговування;

– експлуатаційні витрати;

– передача технології та підготовка управлінсь-

ких, наукових і виробничих кадрів, включаючи викорис-

тання місцевих ресурсів, у тому числі засобів виробни-

цтва, робочої сили і матеріалів для виготовлення това-

рів, виконання робіт, надання послуг, що пропонуються

учасником.

Якщо для визначення найбільш економічно вигідної

пропозиції конкурсних торгів крім ціни застосовуються й

інші критерії оцінки, у документації конкурсних торгів ви-

значається їх вартісний еквівалент або питома вага цих

критеріїв у загальній оцінці пропозицій конкурсних торгів.

Проте, питома вага цінового критерію не може бути ниж-

чою 50 відсотків.

За результатом розгляду та оцінки пропозицій конку-

рсних торгів складається протокол оцінки пропозицій кон-

курсних торгів за формою, встановленою Уповноваженим

органом.

Необхідно звернути увагу на:

ВІДКРИТІ ТОРГИ, ДВОСТУПЕНЕВІ ТОРГИ,

ПОПЕРЕДНЯ КВАЛІФІКАЦІЯ

(стаття 28 Закону № 2289)

 дотримання загального строку здійснення оцінки

конкурсних пропозицій (загальний строк розгляду, оцінки

та визначення переможця процедури закупівлі не повинен

перевищувати 20 робочих днів з дня розкриття пропозицій

конкурсних торгів);

141

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

 дотримання замовником загального строку здійс-

нення оцінки конкурсних пропозицій під час здійснення

закупівель за скороченою процедурою (під час здійснення

закупівель за скороченою процедурою загальний строк роз-

гляду, оцінки та визначення переможця процедури закупів-

лі не повинен перевищувати 10 робочих днів з дня розкрит-

тя пропозицій конкурсних торгів);

 порівняння критеріїв та методики оцінки, передба-

чених документацією конкурсних торгів (кваліфікаційною

документацією), з даними протоколу оцінки, за яким ви-

значено переможця торгів;

 дослідження протоколу оцінки на предмет допу-

щення до оцінки учасників, які мали бути відхилені як такі,

що не відповідають вимогам документації конкурсних тор-

гів (кваліфікаційній документації) або встановленим квалі-

фікаційним вимогам;

 дослідження відповідності питомої ваги цінового

критерію вимогам чинного законодавства (не менше 50 %);

 правильність акцепту тієї конкурсної пропозиції,

яка була визначена кращою за результатами оцінки;

 використання замовником права запросити від

будь-якого учасника процедури закупівлі повторне підтве-

рдження відповідності його кваліфікаційним вимогам,

установленим у документації конкурсних торгів, чи зверну-

тися за підтвердженням такої інформації до державних ор-

ганів або відповідних експертних підприємств, установ, ор-

ганізацій, а також щодо перевірки ціни його конкурсної

пропозиції;

 використання замовником права у разі встанов-

лення арифметичних помилок, виявлених у поданій конку-

рсній пропозиції під час проведення процедури оцінки, за-

мовник має право на їх виправлення за умови отримання

письмової згоди учасника, який подав цю конкурсну про-

позицію, на таке виправлення;

142

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

 відповідність протоколу оцінки пропозицій конку-

рсних торгів конкурсних пропозицій (кваліфікаційних про-

позицій, цінових пропозицій) формі, що затверджена нака-

зом Міністерства економіки України від 26.07.2010 № 922

„Про затвердження форм документів у сфері державних

закупівель”.

ЗАПИТ ЦІНОВИХ ПРОПОЗИЦІЙ

(стаття 36 Закону № 2289)

 відсутність кількох цінових пропозицій від одного

й того самого учасника процедури закупівлі;

 правильність визначення переможця торгів з ура-

хуванням найменшої ціни та кваліфікаційних вимог, зазна-

чених у запрошенні;

 дотримання загального строку здійснення оцінки

цінових пропозицій (загальний строк для розгляду цінових

пропозицій та визначення переможця процедури закупівлі

не повинен перевищувати п’яти днів з дня розкриття ціно-

вих пропозицій).

При проведенні дослідження правильності акцепту

органом Держфінінспекції також перевіряється:

ВІДКРИТІ ТОРГИ, ДВОСТУПЕНЕВІ ТОРГИ,

ПОПЕРЕДНЯ КВАЛІФІКАЦІЯ

(статті 28, 29, 30, 31, 32 Закону № 2289)

 дотримання замовником терміну акцепту (у день

визначення переможця замовник акцептує пропозицію кон-

курсних торгів, що визнана найбільш економічно вигідною

за результатами оцінки);

 дотримання замовником вимог чинного законо-

давства щодо проведення оцінки пропозицій конкурсних

торгів лише з числа тих учасників, пропозиції яких не було

відхилено згідно з Законом № 2289;

143

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

 дотримання замовником вимог законодавства що-

до визначення переможця торгів на основі критеріїв і мето-

дики оцінки, зазначених у документації конкурсних торгів

(такими критеріями є: у разі здійснення закупівлі товарів,

робіт і послуг, що виробляються, виконуються чи надають-

ся не за окремо розробленою специфікацією (технічним

проектом), для яких існує постійно діючий ринок – ціна; у

разі здійснення закупівлі, яка має складний або спеціалізо-

ваний характер (у тому числі консультаційних послуг, нау-

кових досліджень, експериментів або розробок, дослідно-

конструкторських робіт) – ціна разом з іншими критеріями

оцінки (зокрема такими, як якість виконання робіт, послуг;

умови оплати; строк виконання; гарантійне обслуговуван-

ня; експлуатаційні витрати; передача технології та підгото-

вка управлінських, наукових і виробничих кадрів, включа-

ючи використання місцевих ресурсів, у тому числі засобів

виробництва, робочої сили і матеріалів для виготовлення

товарів, виконання робіт, надання послуг, що пропонують-

ся учасником);

 дотримання замовником терміну надіслання пере-

можцю та учасникам торгів повідомлення про акцепт про-

позиції конкурсних торгів та повідомлення про результати

торгів (замовник зобов’язаний протягом одного робочого

дня з дня прийняття рішення про визначення переможця

надіслати переможцю торгів повідомлення про акцепт про-

позиції конкурсних торгів, а всім учасникам – письмове по-

відомлення про результати торгів із зазначенням наймену-

вання та місцезнаходження учасника-переможця, пропози-

цію конкурсних торгів якого визнано найбільш економічно

вигідною за результатами оцінки);

 наявність оприлюднення повідомлення про акцепт

відповідно до вимог чинного законодавства (повідомлення

про акцепт пропозиції конкурсних торгів обов’язково безо-

платно публікується у державному офіційному друковано-

му виданні з питань державних закупівель).

144

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

ЗАПИТ ЦІНОВИХ ПРОПОЗИЦІЙ

(стаття 36 Закону № 2289)

 дотримання замовником законодавства щодо своє-

часності акцепту (замовник акцептує цінову пропозицію в

день визначення переможця);

 дотримання замовником терміну надіслання пе-

реможцю та учасникам торгів повідомлення про акцепт ці-

нової пропозиції та повідомлення про результати торгів

(протягом одного робочого дня з дня прийняття рішення

про визначення переможця замовник зобов’язаний надісла-

ти переможцю процедури закупівлі повідомлення про ак-

цепт цінової пропозиції, а всім учасникам – повідомлення

про результати процедури запиту цінових пропозицій із за-

значенням найменування та місцезнаходження учасника-

переможця);

 наявність оприлюднення повідомлення про акцепт

відповідно до вимог чинного законодавства (повідомлення

про акцепт цінової пропозиції обов'язково безоплатно пуб-

лікується в державному офіційному друкованому виданні з

питань державних закупівель).

ПРОЦЕДУРА ЗАКУПІВЛІ В ОДНОГО УЧАСНИКА

(стаття 39 Закону № 2289)

 наявність надання учасником під час проведення

переговорів підтвердженої документально інформації про

його відповідність кваліфікаційним вимогам відповідно до

статті 16 Закону № 2289;

 дотримання замовником загального строку для ви-

значення переможця процедури закупівлі в одного учасни-

ка (загальний строк для визначення переможця процедури

закупівлі в одного учасника не повинен перевищувати

п’яти днів з дня опублікування у державному офіційному

друкованому виданні з питань державних закупівель інфо-

рмації про застосування процедури закупівлі в одного уча-

145

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

сника). Замовник акцептує пропозицію за результатами за-

стосування процедури закупівлі в одного учасника в день

визначення переможця;

 оприлюднення повідомлення про акцепт (повідом-

лення про акцепт пропозиції обов’язково безоплатно публі-

кується в державному офіційному друкованому виданні з

питань державних закупівель).

Не варто також забувати права та обов’язки замовни-

ків процедур закупівель за державні кошти щодо відхилен-

ня пропозицій, відміни торгів та визнання їх такими, що не

відбулися (таблиця 6).

Таблиця 6

Підстави для відхилення та відміни конкурсних торгів,

визнання замовником торгів їх такими, що не відбулися

(у розрізі видів закупівель за державні кошти)

Підстави для відхилен-

Підстави для відміни

Підстави для

ня пропозицій

торгів

визнання торгів

(мають бути

такими, що не

чітко визначено

відбулися

Замовником у

документації

конкурсних торгів)

Відкриті торги, двосту-

Відкриті торги, дво-

Відкриті торги,

пеневі торги

ступеневі торги

двоступеневі

 учасник не відповідає – відсутність пода- торги, попередня

кваліфікаційним

крите- льшої потреби у заку-

кваліфікація

ріям, встановленим стат- півлі товарів, робіт та

учасників

тею 16 Закону № 2289;

послуг;

– ціна найбільш



вигідної пропози-

учасник не погоджується – неможливість усу- ції конкурсних

з виправленням виявленої нення порушень, які торгів перевищує

замовником арифметичної виникли через вияв- суму, передбаче-

помилки;

лені порушення зако- ну замовником на

 учасник не надав забез- нодавства з питань фінансування

печення пропозиції конку- державних закупівель; закупівлі;

рсних торгів, якщо таке – виявлення факту – здійснення за-

купівлі стало не-

забезпечення вимагалося змови учасників;

можливим

вна-

замовником;

– порушення порядку слідок неперебо-

 наявні підстави, зазна- публікації оголошен- рної сили.

146

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

чені у статті 17 (замовник ня про проведення

Запит цінових

має незаперечні докази процедури закупівлі,

пропозицій

того, що учасник або уча- акцепту, оголошення – замовник має

сник попередньої квалі- про результати проце- право

визнати

фікації пропонує, дає або дури закупівлі, перед- процедуру запиту

погоджується дати прямо баченого

Законом цінових пропози-

чи опосередковано будь- № 2289;

цій такою, що не

якій посадовій особі за- – подання для участі у відбулась у випа-

мовника, іншого держав- них менше двох про- дках, визначених

ного органу винагороду в позицій

конкурсних статтею 30 Закону

будь-якій формі (пропо- торгів, а у разі здійс- № 2289 (ціна най-

зиція щодо найму на ро- нення закупівлі за більш

вигідної

боту, цінна річ, послуга рамковими угодами з пропозиції конку-

тощо) з метою вплинути кількома учасниками рсних торгів пе-

на прийняття рішення – менше трьох пропо- ревищує

суму,

щодо визначення пере- зицій;

передбачену за-

можця процедури закупі- –

відхилення

всіх мовником на фі-

влі або застосування за- пропозицій конкурс- нансування заку-

мовником певної проце- них торгів згідно з півлі; здійснення

дури закупівлі; учасника Законом № 2289;

закупівлі

стало

або учасника попередньої – якщо до оцінки до- неможливим вна-

кваліфікації було притяг- пущено

пропозиції слідок неперебо-

нуто згідно із законом до менше ніж двох учас- рної сили).

відповідальності за вчи- ників.

нення у сфері державних

Запит цінових

закупівель корупційного

пропозицій

правопорушення;

вияв- – замовник відміняє

лено факт участі учасни- процедуру запиту ці-

ка або учасника попере- нових пропозицій у

дньої кваліфікації у змо- випадках, визначених

ві; фізична особа, яка є статтею 30 Закону

учасником або учасником № 2289 (ціна най-

попередньої кваліфікації, більш вигідної пропо-

була засуджена за зло- зиції конкурсних тор-

чин, пов’язаний з пору- гів перевищує суму,

шенням процедури заку- передбачену замовни-

півлі, чи інший злочин, ком на фінансування

вчинений з корисливих закупівлі; здійснення

мотивів, судимість з якої закупівлі стало немо-

не знято або не погашено жливим

внаслідок

у встановленому законом непереборної сили).

147

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

порядку; службова (поса-

Попередня кваліфі-

дова) особа учасника або

кація учасників

учасника

попередньої – якщо за результата-

кваліфікації, яку уповно- ми попередньої ква-

важено учасником або ліфікації відбір прой-

учасником попередньої шли пропозиції мен-

кваліфікації представляти ше ніж двоє учасни-

його інтереси під час ків, процедура попе-

проведення

процедури редньої

кваліфікації

закупівлі, була засуджена відміняється.

за злочин, пов'язаний з

порушенням процедури

Закупівля в одного

закупівлі, чи інший зло-

учасника

чин, вчинений з корисли- – якщо замовником

вих мотивів, судимість з допущено порушення

якої не знято або не по- порядку оприлюднен-

гашено у встановленому ня інформації про за-

законом порядку; пропо- стосування процедури

зиція конкурсних торгів закупівлі в одного

(кваліфікаційна,

цінова учасника, визначеного

пропозиція) подана учас- Законом

№ 2289,

ником процедури закупі- та/або порушення, які

влі, який є пов'язаною вплинули

на

особою з іншими учасни- об’єктивність визна-

ками процедури закупів- чення

переможця

лі; учасником або учас- процедури закупівлі;

ником попередньої ква- – відмови переможця

ліфікації не надано доку- процедури закупівлі в

ментів, що підтверджу- одного учасника від

ють правомочність на підписання договору

укладення договору про про закупівлю та/або

закупівлю; учасник або у разі недосягнення

учасник попередньої ква- між замовником та

ліфікації

визнаний

у учасником (учасника-

встановленому законом ми) процедури закупі-

порядку банкрутом та влі згоди щодо істот-

відносно нього відкрита них умов договору;

ліквідаційна процедура) – відсутності подаль-

та частині сьомій статті шої потреби в закупі-

28 Закону № 2289 (Замо- влі товарів, робіт і

вник має право звернути- послуг;

148

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

ся за підтвердженням – скорочення видатків

інформації, наданої учас- на здійснення закупі-

ником, до державних ор- влі товарів, робіт і

ганів, підприємств, уста- послуг.

нов, організацій відпові-

дно до їх компетенції. У

разі отримання достовір-

ної інформації про його

невідповідність вимогам

кваліфікаційних критері-

їв, наявність підстав, за-

значених у частині пер-

шій статті 17 Закону

№ 2289, або факту зазна-

чення у пропозиції кон-

курсних торгів будь-якої

недостовірної інформації,

що є суттєвою при визна-

ченні результатів проце-

дури закупівлі, замовник

відхиляє

пропозицію

конкурсних торгів такого

учасника;

– пропозиція конкурсних

торгів не відповідає умо-

вам документації конкур-

сних торгів.

Попередня кваліфікація

учасників

– пропозиції учасників

попередньої кваліфікації,

кваліфікаційні пропозиції

яких не відповідають ви-

могам, встановленим у

кваліфікаційній докумен-

тації, відхиляються.

Запит цінових

пропозицій

– замовник відхиляє ціно-

ві пропозиції, у разі якщо

вони не відповідають ви-

149

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

могам замовника, зазна-

ченим у запиті, або з під-

став, зазначених у статті

17 Закону № 2289 (замов-

ник має незаперечні дока-

зи того, що учасник або

учасник попередньої ква-

ліфікації пропонує, дає

або погоджується дати

прямо чи опосередковано

будь-якій посадовій особі

замовника, іншого держа-

вного органу винагороду

в будь-якій формі (пропо-

зиція щодо найму на ро-

боту, цінна річ, послуга

тощо) з метою вплинути

на прийняття рішення

щодо визначення перемо-

жця процедури закупівлі

або застосування замов-

ником певної процедури

закупівлі; учасника або

учасника

попередньої

кваліфікації було притяг-

нуто згідно із законом до

відповідальності за вчи-

нення у сфері державних

закупівель корупційного

правопорушення; виявле-

но факт участі учасника

або учасника попередньої

кваліфікації у змові; фізи-

чна особа, яка є учасни-

ком або учасником попе-

редньої кваліфікації, була

засуджена

за

злочин,

пов’язаний з порушенням

процедури закупівлі, чи

інший злочин, вчинений з

корисливих мотивів, су-

150

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

димість з якої не знято або

не погашено у встановле-

ному законом порядку;

службова (посадова) осо-

ба учасника або учасника

попередньої кваліфікації,

яку уповноважено учас-

ником або учасником по-

передньої

кваліфікації

представляти його інтере-

си під час проведення

процедури закупівлі, була

засуджена

за

злочин,

пов’язаний з порушенням

процедури закупівлі, чи

інший злочин, вчинений з

корисливих мотивів, су-

димість з якої не знято або

не погашено у встановле-

ному законом порядку;

пропозиція

конкурсних

торгів

(кваліфікаційна,

цінова пропозиція) подана

учасником

процедури

закупівлі,

який

є

пов’язаною особою з ін-

шими учасниками проце-

дури закупівлі; учасником

або учасником попере-

дньої кваліфікації не на-

дано документів, що під-

тверджують

правомоч-

ність на укладення дого-

вору про закупівлю; учас-

ник або учасник попере-

дньої кваліфікації визна-

ний у встановленому за-

коном порядку банкрутом

та відносно нього відкри-

та ліквідаційна процеду-

ра).

151

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

За результатами дослідження надається належ-

на правова оцінка щодо:

 наявності / відсутності правових підстав у коміте-

ту з конкурсних торгів замовника щодо визначення пере-

можця торгів та акцепту його пропозиції;

 дотримання замовником законодавства щодо своє-

часності акцепту переможця торгів;

 дотримання замовником терміну надіслання пере-

можцю та учасникам торгів повідомлення про акцепт та

про результати торгів.

Дослідження дотримання замовником порядку

складання звітності у сфері державних закупівель

Документи, що підлягають дослідженню при про-

веденні контрольного заходу:

 звіти про результати здійснення процедур закупі-

вель товарів, робіт і послуг за державні кошти;

 звіти за формою державного статистичного спо-

стереження № 1-торги (квартальна) „Звіт про проведення

закупівель товарів, робіт і послуг за держані кошти”.

Необхідно знати:

Згідно зі статтею 19 Закону № 2289 у звіті про резуль-

тати проведення процедури закупівлі обов’язково зазнача-

ються: найменування предмета закупівлі; кількість учасни-

ків процедури закупівлі та найменування і місцезнаходжен-

ня учасника, з яким укладено договір про закупівлю; ціни

пропозицій конкурсних торгів (цінові пропозиції або ціна

пропозиції на переговорах у разі застосування процедури

закупівлі в одного учасника) та сума, визначена у договорі

про закупівлю; дата оприлюднення та номер оголошення з

відомостями про рамкову угоду, за якою укладено договір

про закупівлю (у разі проведення закупівлі за рамковими

152

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

угодами), опублікованого у державному офіційному друко-

ваному виданні з питань державних закупівель та розміще-

ного на веб-порталі Уповноваженого органу відповідно до

статті 10 Закону № 2289; дата оприлюднення і номер повід-

омлення про акцепт пропозиції конкурсних торгів або ціно-

вої пропозиції (пропозиції за результатами застосування

процедури закупівлі в одного учасника), опублікованого в

державному офіційному друкованому виданні з питань дер-

жавних закупівель та розміщеного на веб-порталі Уповно-

важеного органу відповідно до статті 10 Закону № 2289; дата

оприлюднення і номер оголошення про проведення проце-

дури закупівлі та дата оприлюднення і номер оголошення

про результати процедури закупівлі, опублікованих у держа-

вному офіційному друкованому виданні з питань державних

закупівель, у міжнародному інформаційному виданні з пи-

тань державних закупівель Уповноваженого органу (у випа-

дках, передбачених цим Законом) та розміщених на веб-

порталі Уповноваженого органу відповідно до статті 10 За-

кону № 2289; адреса веб-сайту, на якому замовником додат-

ково розміщувалась інформація про закупівлю (у разі наяв-

ності); у разі якщо в результаті проведення торгів не було

укладено договір про закупівлю, підстави прийняття рішен-

ня про неукладення договору про закупівлю, якщо таке мало

місце; дата укладення договору про закупівлю; зведена ін-

формація замовника про наявність та відповідність встанов-

леним законодавством вимогам документів, що підтвер-

джують відповідність учасників кваліфікаційним критеріям

відповідно до статті 16 Закону № 2289, та наяв-

ність/відсутність обставин, встановлених статтею 17 Закону

№ 2289, із зазначенням відповідних підстав.

Відповідно до статті 7 Закону № 2289 органи Держав-

ної казначейської служби України до здійснення оплати за

договорами про закупівлю перевіряють наявність та відпо-

відність укладеного договору про закупівлю звіту про ре-

153

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

зультати проведення процедури закупівлі, правильність їх

оформлення відповідно до законодавства.

Наказом Державного казначейства України від 14 ве-

ресня 2010 року № 330 „Про затвердження Методичних ре-

комендацій щодо переліку підтвердних документів, які на-

даються розпорядниками (одержувачами) бюджетних кош-

тів на стадії реєстрації зобов’язань та оплати рахунків”,

звіт про результати проведення процедури закупівлі

включений до переліку документів, які розпорядники та

одержувачі бюджетних коштів повинні пред’явити до

органів Державного казначейства України для реєстра-

ції зобов’язань та оплати рахунків.

Статтею 51 Закону України „Про банки і банківську

діяльність” від 07.12.2000 № 2121-ІІІ визначено, що під час

оплати за договорами, укладеними суб’єктами господарю-

вання державного сектору економіки, банки перевіряють

наявність звіту про результати здійснення процедури

закупівлі та інших документів, що підтверджують вико-

нання суб’єктами господарювання державного сектору

економіки вимог Закону.

Наказом Міністерства економіки України від

26.07.2010 року № 922 „Про затвердження форм докумен-

тів у сфері державних закупівель” (зі змінами) затверджені

форми звітів про результати проведення процедур відкри-

тих і двоступеневих торгів та попередньої кваліфікації, про

результати проведення процедури запиту цінових пропози-

цій, про результати проведення закупівлі у одного учасника

та відповідні інструкції щодо їх заповнення.

Статтею 10 Закону № 2289 встановлено, що звіт про

результати проведення процедури закупівлі протягом трьох

робочих днів з дня його затвердження замовником безопла-

тно оприлюднюється на веб-порталі Уповноваженого орга-

ну – Міністерства економічного розвитку і торгівлі України

(www.tender.me.gov.ua). Для цього, на електронну адресу

154

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

zvit@tender.me.gov.ua надсилається звіт під вхідним номе-

ром оголошення.

Частиною 2 статті 19 Закону № 2289 передбачено, що

звіт про результати проведення процедури оприлюдню-

ється замовником відповідно до статті 10 Закону, крім

випадків застосування процедури електронного реверси-

вного аукціону, результати якої оприлюднюються в поряд-

ку, визначеному розділом VIII-1 Закону № 2289.

Важливо !

Разом з тим, у відповідності до вимог чинного за-

конодавства замовник щоквартально складає та подає

не пізніше 16 числа після звітного періоду звіт про про-

ведення закупівель товарів, робіт і послуг за держані

кошти за формою державного статистичного спосте-

реження №1-торги (квартальна).

Починаючи з І кварталу 2013 року, замовники пови-

нні подавати відповідний Звіт за формою, що встановлена

наказом Державною службою статистики України від

26.11.2012 № 485.

Форма № 1-торги передбачає подання інформації що-

до загальної кількісної та вартісної характеристики проце-

дур закупівель. Звіт за формою державного статистичного

спостереження №1 (квартальна) „Звіт про проведення заку-

півель товарів, робіт і послуг за держані кошти” складаєть-

ся щоквартально наростаючим підсумком з початку року.

Важливо !

Усі документи щодо державних закупівель, перед-

бачені Законом № 2289 (в тому числі й вищезазначені

звіти), зберігаються замовником протягом трьох років.

Необхідно звернути увагу на:

155

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

 відповідність звітів про результати торгів формі,

затвердженій наказом Міністерства економіки України від

26.07.2010 № 922 „Про затвердження форм документів у

сфері державних закупівель”;

 повноту та правильність відображення інформації,

передбаченої при складанні звіту про результати торгів;

 наявність та своєчасність складання замовником

звітів за формою державного статистичного спостереження

№ 1-торги (квартальна) „Звіт про проведення закупівель

товарів, робіт і послуг за держані кошти”.

За результатами дослідження надається належна

правова оцінка щодо:

 дотримання замовником порядку складання звіту

про результати процедури закупівлі;

 дотримання замовником чинного законодавства

при складанні звіту за формою державного статистичного

спостереження №1 (квартальна) „Звіт про проведення заку-

півель товарів, робіт і послуг за держані кошти”, своєчас-

ності його складання.

Дослідження обґрунтованості та правильності

застосування замовником процедури закупівлі в одного

учасника

Документи, що підлягають дослідженню при про-

веденні контрольного заходу:

 протокол (протоколи) засідання комітету з конкур-

сних торгів щодо прийняття рішення про застосування

процедури закупівлі в одного учасника;

 інформація про застосування процедури закупівлі

в одного учасника, яка оприлюднена відповідно до статті

10 Закону № 2289;

156

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

 договір про закупівлю товарів, робіт і послуг (змі-

ни до нього у разі їх наявності);

 обґрунтування застосування процедури закупівлі в

одного учасника;

 річний план закупівель;

 оригінали або копії експертних, нормативних, тех-

нічних та інших документів, що підтверджують наявність

підстав для застосування процедури закупівлі в одного уча-

сника відповідно до частини другої статті 39 Закону;

 копії установчих документів учасника, свідоцтва

про державну реєстрацію, ліцензії (дозволу) на проваджен-

ня певного виду господарської діяльності, засвідчені підпи-

сом уповноваженої особи учасника, скріпленим печаткою,

із зазначенням посади і дати підпису, якщо отримання лі-

цензії (дозволу) на провадження виду діяльності, необхід-

ного для виконання договору про закупівлю, передбачено

законодавством (для юридичних осіб);

 копії паспорта, а в разі його відсутності іншого до-

кумента, що посвідчує особу, та документа про присвоєння

ідентифікаційного номера (для фізичних осіб);

 свідоцтва про державну реєстрацію, ліцензії (до-

зволу) на провадження певного виду господарської діяль-

ності, якщо отримання ліцензії (дозволу) на провадження

виду діяльності, необхідного для виконання договору про

закупівлю, передбачено законодавством (для фізичних осіб

– підприємців).

Необхідно знати:

Рішення про застосування процедури закупівлі в од-

ного учасника приймається за наявності документально

підтвердженої підстави або декількох підстав одночас-

но для застосування, виключний перелік яких визначений

частиною другою статті 39 Закону № 2289, що підтвер-

157

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

джують винятковість ситуації щодо неможливості за-

стосувати іншу, конкурентну процедуру закупівлі.

У протоколі засідання комітету зазначається на-

йменування предмета закупівлі, підстава застосування про-

цедури закупівлі відповідно до частини другої статті 39 За-

кону № 2289, очікувана вартість, найменування учасника, а

також посилання на проведення попередніх переговорів з

учасником (якщо переговори проведені в цей же день).

Якщо попередні переговори проведені після прийняття рі-

шення про застосування процедури в одного учасника (до

публікації інформації про застосування процедури закупів-

лі в одного учасника), результати попередніх переговорів

оформлюються окремим протоколом засідання комітету.

У частині другій статті 39 Закону № 2289 перера-

ховано 9 виключних випадків застосування процедури

закупівлі в одного учасника.

Документи, що підтверджують факт настання таких

випадків, залежать від кожного окремого випадку і конкре-

тної ситуації та потрібні замовнику для обґрунтування пра-

вильності вибору такої процедури закупівлі у випадку

оскарження, контрольних заходів і перевірок контролюю-

чих і правоохоронних органів, а також для майбутніх ана-

логічних випадків.

Результати проведених попередніх переговорів

оформлюються протоколом засідання комітету.

Перебіг процедури закупівлі в одного учасника, уста-

новлений частиною першою статті 39 Закону № 2289 (зок-

рема

абзаци

перший

і

дев’ятий),

передбачають

обов’язковість проведення переговорів з учасником або

учасниками до публікації інформації про застосування про-

цедури закупівлі, яка вже за результатами проведених пе-

реговорів містить найменування учасника, з яким буде

укладатися договір, та ціну його пропозиції. Разом з тим,

Закон не обмежує право замовника проводити переговори

158

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

як до прийняття рішення про застосування процедури

(обов’язково фіксується у протоколі відповідного засідання

комітету з конкурсних торгів), так і після такого рішення,

але за умови, в останньому випадку, що проведення пере-

говорів буде здійснене до подання у „Вісник державних за-

купівель” інформації про застосування процедури закупівлі

в одного учасника для опублікування.

Відповідно до частини третьої статті 10 Закону

№ 2289 процедура закупівлі, попередня кваліфікація учас-

ників не можуть проводитися до/без публікації оголошення

про проведення процедури закупівлі в державному офіцій-

ному друкованому виданні з питань державних закупівель

згідно з абзацом першим частини другої цієї статті.

Таким чином, початком проведення процедури за-

купівлі в одного учасника є публікація інформації про за-

стосування процедури закупівлі в одного учасника в дер-

жавному офіційному друкованому виданні з питань

державних закупівель.

Отже, перші переговори мають характер попередніх та

інформативних (проводяться до початку процедури, а не в її

рамках), другі переговори проводяться в рамках процедури

закупівлі в одного учасника після публікації оголошення.

У такому контексті норми Закону № 2289 щодо

обов’язкового оприлюднення інформації про застосування

не передбачають запрошення інших потенційних суб’єктів

до можливої участі у процедурі, а мають лише інформатив-

ний характер (у тому числі для надання можливості оскар-

ження вказаної процедури іншими суб’єктами та проведен-

ня моніторингу процедури Мінекономрозвитку). Це підтве-

рджується абзацом п’ятнадцятим частини першої статті 39

Закону № 2289, що чітко зазначає – “Оприлюднення інфо-

рмації про застосування процедури закупівлі в одного уча-

сника не вважається запрошенням до участі у процедурі

закупівлі для невизначеного кола осіб”.

159

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Після оприлюднення інформації про застосування і до

акцепту пропозиції одного учасника замовник у разі потре-

би (за власною ініціативою чи ініціативою учасника) може

провести додаткові переговори з учасником для узгоджен-

ня параметрів та/або умов договору про закупівлю, у тому

числі щодо перегляду ціни пропозиції, насамперед щодо її

зменшення (знижки тощо).

Протоколи переговорів оформлюються в довільній

загальноприйнятій у діловодстві формі.

Протягом трьох робочих днів з моменту прийняття рі-

шення про застосування процедури закупівлі в одного учас-

ника замовник забезпечує публікацію інформації про засто-

сування процедури закупівлі в одного учасника у „Віснику

державних закупівель” та оприлюднення на веб-порталі

Уповноваженого органу зазначеної інформації, а також од-

ночасне оприлюднення обґрунтування про застосування вка-

заної процедури на веб-порталі Уповноваженого органу.

Відповідно до частини першої статті 39 Закону

№ 2289 замовник забезпечує публікацію у „Віснику держа-

вних закупівель” і розміщення на веб-порталі Уповноваже-

ного органу необхідної інформації про застосування проце-

дури закупівлі в одного учасника та розміщення на веб-

порталі Уповноваженого органу обґрунтування застосу-

вання процедури закупівлі в одного учасника.

Форми складання та інструкції щодо заповнення ін-

формації й обґрунтування застосування процедури закупів-

лі в одного учасника затверджені наказом Міністерства

економіки України від 26.07.2010 № 922 (зі змінами).

Якщо очікувана вартість закупівлі перевищує суму,

еквівалентну: для товарів – 200 тис. євро, для послуг – 300

тис. євро, для робіт – 500 тис. євро – інформація про засто-

сування процедури закупівлі в одного учасника

обов’язково додатково розміщується в міжнародному інфо-

рмаційному виданні з питань державних закупівель.

160

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Після проведення остаточних переговорів з учасни-

ком щодо узгодження основних умов договору складається

протокол переговорів.

Учасник надає замовнику підтвердження відповіднос-

ті кваліфікаційним критеріям згідно із статтею 16 Закону

№ 2289.

Інформація про відповідність кваліфікаційним вимо-

гам надається учасником (усіма учасниками в разі прове-

дення переговорів з кількома учасниками) на обов’язкову

за Законом вимогу замовника, що може здійснюватися та-

ким чином:

– у відповідь на письмовий запит замовника, у якому

замовник заявляє про початок переговорів і прохання нада-

ти кваліфікаційні документи, учасник надсилає їх або надає

під час переговорної зустрічі з замовником. У такому разі

за аналогією в запиті доцільно встановити спосіб визначен-

ня відповідності учасника кваліфікаційним критеріям. У

запиті також повинна міститись інформація, необхідна уча-

снику для формування ціни;

– у відповідь на запит замовника, зафіксований у про-

токолі проведення переговорів.

Подання інформації про відповідність учасника ква-

ліфікаційним критеріям здійснюється до визначення замов-

ником переможця і акцепту пропозиції одного учасника.

Слід зазначити, що з 17.06.2012 року внаслідок уне-

сення змін до Закону № 2289 (зміни внесені Законом Укра-

їни „Про особливості здійснення закупівель в окремих сфе-

рах господарської діяльності” від 24.05.2012 № 4851-VI)

спрощено вимоги щодо підтвердження відповідності ква-

ліфікаційним вимогам:

1) замовники самостійно обирають, які саме кваліфіка-

ційні критерії із зазначених у частині другій статті 16 Закону

№ 2289 будуть у кожному конкретному разі застосовуватися

(раніше всі критерії застосовувались у всіх випадках);

161

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

2) кваліфікаційні критерії не встановлюються й інфо-

рмація про відповідність ним не вимагається в разі при-

дбання нафти, нафтопродуктів сирих, електричної енергії,

послуг з її передачі та розподілу, централізованого поста-

чання теплової енергії, послуг поштового зв’язку, пошто-

вих марок та маркованих конвертів, телекомунікаційних

послуг, у тому числі з трансляції радіо- та телесигналів, по-

слуг з централізованого водопостачання та водовідведення,

послуг з перевезення залізничним транспортом загального

користування.

Поряд з цим, відповідно до абзацу першого частини

третьої статті 39 Закону № 2289 Замовник не пізніше

п’яти днів з моменту опублікування інформації про за-

стосування процедури закупівлі в одного учасника при-

ймає рішення про визначення переможця процедури за-

купівлі та акцептує його пропозицію, а протокол перего-

ворів є підставою для подальшого здійснення акцепту

пропозиції учасника.

Зазначене рішення приймається комітетом з конкурс-

них торгів Замовника, яке оформлюється протоколом у до-

вільній формі. Термін прийняття рішення – не пізніше

п’яти днів, саме з моменту публікації інформації про засто-

сування процедури закупівлі в одного учасника у „Віснику

державних закупівель”.

Поряд з цим, відповідно до частини першої статті 10

та абзацу першого частини третьої статті 39 Закону № 2289

замовник протягом трьох робочих днів з дня прийняття рі-

шення про визначення переможця безоплатно публі-

кує/оприлюднює у „Віснику державних закупівель” на веб-

порталі повідомлення про акцепт пропозиції за результата-

ми застосування процедури закупівлі в одного учасника.

Замовник укладає договір про закупівлю за резуль-

татами застосування процедури закупівлі в одного учас-

ника у строк не раніше ніж через 14 днів (п’ять робочих

162

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

днів у разі застосування процедури закупівлі з підстав,

визначених пунктом 3 частини другої цієї статті, а та-

кож у разі закупівлі нафти, нафтопродуктів сирих, еле-

ктричної енергії, послуг з її передачі та розподілу,

централізованого постачання теплової енергії, послуг

поштового зв’язку, поштових марок та маркованих кон-

вертів, телекомунікаційних послуг, у тому числі з

трансляції радіо- та телесигналів, послуг з централізо-

ваного водопостачання та водовідведення і послуг з пе-

ревезення залізничним транспортом загального корис-

тування) з дня опублікування у державному офіційному

друкованому виданні з питань державних закупівель по-

відомлення про акцепт пропозиції за результатами за-

стосування процедури закупівлі в одного учасника.

Замовник протягом семи днів з дня укладення догово-

ру про закупівлю публікує/оприлюднює інформацію про

результати проведення процедури закупівлі відповідно до

статей 10 і 32 Закону № 2289.

Якщо очікувана вартість закупівлі перевищує суму,

еквівалентну: для товарів – 200 тис. євро, для послуг – 300

тис. євро, для робіт – 500 тис. євро – інформація про ре-

зультати процедури закупівлі в одного учасника

обов’язково додатково розміщується у міжнародному інфо-

рмаційному виданні з питань державних закупівель.

Згідно до статті 10 Закону № 2289 протягом трьох ро-

бочих днів з дня затвердження звіту про результати проце-

дури закупівлі замовник безоплатно оприлюднює звіт про

результати проведення процедури закупівлі на веб-порталі.

Крім того, слід урахувати, що відповідно до частини

п’ятої статті 39 Закону № 2289 процедура закупівлі в одно-

го учасника відміняється у разі, якщо замовником допуще-

но порушення порядку оприлюднення інформації про за-

стосування процедури закупівлі в одного учасника, визна-

ченого цим Законом, та/або порушення, які вплинули на

163

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

об’єктивність визначення переможця процедури закупівлі;

відмови переможця процедури закупівлі в одного учасника

від підписання договору про закупівлю та/або у разі недо-

сягнення між замовником та учасником (учасниками) про-

цедури закупівлі згоди щодо істотних умов договору; від-

сутності подальшої потреби в закупівлі товарів, робіт і по-

слуг; скорочення видатків на здійснення закупівлі товарів,

робіт і послуг.

Необхідно звернути увагу на:

 наявність протоколу щодо вибору процедури заку-

півлі у одного учасника;

 наявність протоколу переговорів з учасником про-

цедури закупівлі в одного учасника та надання ним підтве-

рдженої документально інформації про його відповідність

кваліфікаційним вимогам відповідно до статті 16 Закону №

2289;

 дослідження інформації про застосування проце-

дури закупівлі в одного учасника, яка оприлюднена відпо-

відно до статті 10 Закону № 2289, з проставленням дати та

номера реєстрації у державному офіційному друкованому

виданні з питань державних закупівель;

 дослідження наявності підтверджуючих докумен-

тів (експертних, нормативних, технічних та інших докуме-

нтів, що підтверджують наявність умов застосування про-

цедури закупівлі);

 наявність установчих документів учасника, свідо-

цтва про державну реєстрацію, ліцензії (дозволу) на прова-

дження певного виду господарської діяльності, засвідчених

підписом уповноваженої особи учасника, скріпленим печа-

ткою, із зазначенням посади і дати підпису, якщо отриман-

ня ліцензії (дозволу) на провадження виду діяльності, не-

обхідного для виконання договору про закупівлю, передба-

чено законодавством (для юридичних осіб) та відповідності

164

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

іншим кваліфікаційним вимогам, визначеним статтею 16

Закону № 2289;

 правильність визначення підстав для застосування

процедури закупівлі в одного учасника відповідно до вимог

частини другої статті 39 Закону № 2289.

За результатами дослідження надається належ-

на правова оцінка щодо:

 законності дій комітету з конкурсних торгів замо-

вника щодо обґрунтування та правильності застосування

неконкурентної процедури – закупівлі в одного учасника.

Дослідження дотримання законодавства при

укладанні замовником договорів на закупівлю

товарів, робіт і послуг з контрагентами та

відповідності умов укладених договорів вимогам

документації конкурсних торгів, умовам конкурсної

пропозиції переможця торгів та здійснення контролю за

виконанням укладеного договору

Документи, що підлягають дослідженню при про-

веденні контрольного заходу:

 договори, відповідні зміни до них (у разі їх наяв-

ності);

 акцептовані конкурсні пропозиції (у разі прове-

дення відкритих торгів, двоступеневих торгів, попередньої

кваліфікації);

 акцептовані цінові пропозиції; запити щодо ціно-

вих пропозицій (у разі проведення процедури запиту ціно-

вих пропозицій).

Необхідно знати:

Частиною 5 статті 2 Закону № 2289 визначено, що за-

бороняється укладання договорів, які передбачають ви-

165

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

трачання державних коштів, та/або оплата замовни-

ком товарів, робіт і послуг до/без проведення процедур,

визначених цим Законом.

Також, частиною 2 статті 4 Закону № 2289, що Замо-

вник не має права ділити предмет закупівлі на частини

з метою уникнення проведення процедури відкритих то-

ргів або застосування цього Закону.

Водночас, частиною 4 статті 40 Закону № 2289 забо-

ронено укладання договорів, які передбачають витра-

чання державних коштів до/без проведення процедур за-

купівель, крім випадків, передбачених цим Законом.

Під поділом предмету закупівлі мається на увазі сві-

доме чи несвідоме порушення замовником порядку визна-

чення предмету закупівлі, встановленого Уповноваженим

органом, шляхом його розподілу на частки, внаслідок чого

складається ситуація відсутності обов’язкового розповсю-

дження норм законодавства у сфері державних закупівель

на відносини між замовником та учасником з приводу за-

купівлі товарів, робіт чи послуг.

Отже, протягом одного календарного року замовнику

торгів законодавством сумарно дозволяється здійснювати

закупівлю однорідних предметів закупівлі за державні ко-

шти за одним предметом закупівлі лише на суму, що не пе-

ревищує граничні вартісні, встановлені вимогами статті 2

Закону № 2289.

При цьому, пунктом 3 частини 1 статті 1 Закону

№ 2289 визначено, що державна закупівля – придбання

замовником товарів, робіт і послуг за державні кошти у

порядку, встановленому Законом № 2289.

Зазначений Закон № 2289 застосовується до всіх за-

мовників та закупівель товарів, робіт та послуг, які повніс-

тю або частково здійснюються за рахунок державних кош-

тів, за умови, що вартість предмета закупівлі товару (това-

рів), послуги (послуг) дорівнює або перевищує 100 тисяч

166

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

гривень (у будівництві – 300 тисяч гривень), а робіт – 1 мі-

льйон гривень, крім закупівель за процедурою електронно-

го реверсивного аукціону, умови застосування якої встано-

влені розділом VIII-1 Закону № 2289.

Разом з тим, згідно до вимог частини 1 статті 2 Закону

про особливості його поширюється на суб’єктів, які є замо-

вниками відповідно до статті 1 Закону про особливості та

провадять діяльність у сферах, визначених статтею 5 Зако-

ну України „Про природні монополії” та/або у сферах, ви-

значених частиною 1 статті 5 Закону про особливості.

Визначення терміну „замовники” наведено в частині

першій статті 1 Закону про особливості:

1) розпорядники державних коштів, які провадять ді-

яльність у сферах, визначених статтею 5 Закону України

„Про природні монополії”, та/або у будь-якій із сфер, ви-

значених статтею 2 Закону про особливості;

2) суб’єкти господарювання, які провадять діяльність

у сферах, визначених статтею 5 Закону України „Про при-

родні монополії”;

3) суб’єкти господарювання, які провадять діяльність

у будь-якій із сфер, визначених статтею 2 Закону про особ-

ливості, та відповідають хоча б одній з таких ознак: орга-

нам державної влади, органам влади Автономної Республі-

ки Крим, органам місцевого самоврядування чи іншим роз-

порядникам державних коштів належить частка у статут-

ному капіталі суб’єкта господарювання у розмірі більш як

50 відсотків або такі органи володіють більшістю голосів у

вищому органі суб’єкта господарювання чи правом при-

значати більше половини складу виконавчого органу чи

наглядової ради суб’єкта господарювання; суб’єкт господа-

рювання займає монопольне (домінуюче) становище на

відповідному ринку товарів.

Разом з тим, замовниками у розумінні абзацу 5 статті

1 Закону про особливості є суб’єкти господарювання, які

167

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

провадять діяльність у будь-якій із сфер, визначених стат-

тею 2 цього Закону, та одночасно відповідають хоча б од-

ній з перелічених ознак.

Абзацом першим частини другої статті 2 Закону про

особливості встановлено, що замовники здійснюють заку-

півлі відповідно до Закону України „Про здійснення дер-

жавних закупівель” з урахуванням особливостей, визначе-

них Законом про особливості.

Відповідно до абзацу другого частини другої статті 2

Закону про особливості замовники здійснюють закупівлі

за рахунок державних коштів, визначених пунктом 4 час-

тини першої статті 1 Закону, коштів юридичних осіб, які

провадять діяльність у сферах, визначених Законом про

особливості.

Згідно з частиною третьою статті 2 Закону про особ-

ливості його дія поширюється на закупівлі замовниками

товарів, робіт і послуг для здійснення ними діяльності у

сферах, визначених статтею 5 Закону України „Про приро-

дні монополії”, або статтею 2 Закону про особливості, які

зокрема здійснюються за рахунок власних коштів за умови,

що вартість предмета закупівлі товару (товарів), послуги

(послуг) дорівнює або перевищує 5 мільйонів гривень, а

робіт – 10 мільйонів гривень.

У разі якщо закупівля здійснюється замовником част-

ково за рахунок державних коштів та частково за рахунок

власних коштів, застосовується абзац другий частини тре-

тьої статті 2 Закону про особливості.

Таким чином, якщо юридична особа, яка провадить

діяльність у сферах, визначених Законом про особливості, є

замовником у розумінні Закону про особливості, і такий

замовник здійснює закупівлі товарів, робіт, послуг не за

кошти, визначені в пункті 4 частини першої статті 1 Зако-

ну, а виключно за власні кошти, у тому числі отримані в

результаті господарської діяльності, то такі закупівлі здійс-

168

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

нюються з урахуванням вартісних меж, визначених абза-

цом третім частини третьої статті 2 Закону про особливості.

Відповідно до статті 4 Закону про особливості без за-

стосування процедур закупівель, передбачених Законом

України „Про здійснення державних закупівель” та Зако-

ном замовник здійснює закупівлі товарів, робіт та послуг за

рахунок власних коштів за умови, що вартість предмета за-

купівлі товару (товарів), послуги (послуг) не перевищує 5

мільйонів гривень, а робіт – не перевищує 10 мільйонів

гривень.

Таким чином, у разі якщо закупівля здійснюється за-

мовниками у розумінні Закону про особливості, за рахунок

власних коштів за умови, що вартість предмета закупівлі то-

вару (товарів), послуги (послуг) є меншою 5 мільйонів гри-

вень, а робіт – 10 мільйонів гривень, порядок, встановлений

Законом з урахуванням Закону про особливості, при здійс-

нені такої закупівлі не застосовується і придбання товарів,

робіт або послуг такими замовниками у такому випадку не є

закупівлею у розумінні вимог чинного законодавства.

Необхідно звернути увагу на:

ВІДКРИТІ ТОРГИ, ДВОСТУПЕНЕВІ ТОРГИ,

ПОПЕРЕДНЯ КВАЛІФІКАЦІЯ

 дотримання термінів укладання договорів;

 зіставлення умов укладених договорів істотним

умовам договору, передбаченим документацією конкурс-

них торгів та вимогам Закону № 2289.

 проводиться зіставлення умов укладених договорів

умовам акцептованої конкурсної пропозиції. Поряд з цим,

умови договору про закупівлю не повинні відрізнятися від

змісту пропозиції конкурсних торгів (у тому числі ціни за

одиницю продукції) переможця процедури закупівлі та не

повинні змінюватися після підписання договору про заку-

169

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

півлю до повного виконання зобов’язань сторонами, крім

випадків зменшення обсягів закупівлі залежно від реально-

го фінансування видатків та узгодженого зменшення сто-

ронами договору ціни договору про закупівлю.

ЗАПИТ ЦІНОВИХ ПРОПОЗИЦІЙ

 дотримання термінів укладання договорів;

 зіставлення умов укладених договорів умовам, пе-

редбаченим запитами цінових пропозицій;

 зіставлення умов укладених договорів умовам ак-

цептованої цінової пропозиції.

Умови договору про закупівлю не повинні відрізняти-

ся від змісту цінової пропозиції (у тому числі ціни за оди-

ницю продукції) переможця процедури закупівлі та не по-

винні змінюватися після підписання договору про закупів-

лю до повного виконання зобов’язань сторонами, крім ви-

падків зменшення обсягів закупівлі залежно від реального

фінансування видатків та узгодженого зменшення сторона-

ми договору ціни договору про закупівлю.

Крім того, для визначення повноти розрахунків між

замовником та учасником процедур закупівель при здійс-

ненні контрольних заходів щодо дотримання законодавства

у сфері закупівель за державні кошти проводяться зустрічні

звірки, відстежується повнота виконання договорів та звер-

тається особлива увага на формування цін в укладених до-

говорах; аналізуються калькуляції та специфікації до дого-

ворів, тощо.

При цьому, відповідно до вимог частини 1 статті 40

Закону № 2289 договір про закупівлю укладається в пись-

мовій формі, а у разі здійснення закупівель за процедурою

електронного реверсивного аукціону – у формі електронно-

го документа, відповідно до положень Цивільного та Гос-

подарського кодексів України, законів України „Про елект-

ронний цифровий підпис”, „Про електронні документи та

170

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

електронний документообіг” з урахуванням особливостей,

визначених цим Законом.

У разі здійснення закупівлі за рахунок коштів Держа-

вного бюджету України, бюджету Автономної Республіки

Крим і місцевих бюджетів замовник має право передбачати

у договорах про закупівлю здійснення попередньої оплати

відповідно до вимог бюджетного законодавства.

Забороняється укладання договорів, які передбачають

витрачання державних коштів до/без проведення процедур

закупівель, крім випадків, передбачених цим Законом.

Умови договору про закупівлю не повинні відрізняти-

ся від змісту пропозиції конкурсних торгів або цінової про-

позиції (у тому числі ціни за одиницю товару) переможця

процедури закупівлі. Істотні умови договору про закупівлю

не можуть змінюватися після його підписання до виконан-

ня зобов’язань сторонами у повному обсязі, крім випадків:

1) зменшення обсягів закупівлі, зокрема з урахуван-

ням фактичного обсягу видатків замовника;

2) зміни ціни за одиницю товару не більш як на 10

відсотків у разі коливання ціни такого товару на ринку за

умови, що зазначена зміна не призведе до збільшення суми,

визначеної в договорі;

3) покращення якості предмета закупівлі за умови, що

таке покращення не призведе до збільшення суми, визначе-

ної у договорі;

4) продовження строку дії договору та виконання зо-

бов’язань щодо передачі товару, виконання робіт, надання

послуг у разі виникнення документально підтверджених

об’єктивних обставин, що спричинили таке продовження, у

тому числі форс-мажорних обставин, затримки фінансу-

вання витрат замовника за умови, що такі зміни не призве-

дуть до збільшення суми, визначеної у договорі;

5) зміни умов у зв’язку із застосуванням положень ча-

стини шостої цієї статті;

171

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

6) узгодженої зміни ціни в бік зменшення (без зміни

кількості (обсягу) та якості товарів, робіт і послуг);

7) зміни ціни у зв’язку із зміною ставок податків і

зборів пропорційно до змін таких ставок;

8) зміни встановленого згідно із законодавством орга-

нами державної статистики індексу інфляції, зміни курсу

іноземної валюти у разі встановлення в договорі про заку-

півлю порядку зміни ціни залежно від зміни такого курсу,

зміни біржових котирувань, регульованих цін (тарифів) і

нормативів, які застосовуються в договорі про закупівлю.

Дія договору про закупівлю може продовжуватися на

строк, достатній для проведення процедури закупівлі на

початку наступного року, в обсязі, що не перевищує 20 від-

сотків суми, визначеної у договорі, укладеному в попере-

дньому році, якщо видатки на цю мету затверджено в уста-

новленому порядку.

Важливо !

Норми законодавства (статті 40, 41 Закону

№ 2289), що встановлювали перелік істотних умов дого-

вору про закупівлю та затверджували форму Типового

договору про закупівлю, скасовані Законом України від

04.07.2012 № 5044-VI.

Договір про закупівлю є нікчемним у разі його укла-

дення в період оскарження процедури закупівлі відповідно

до статті 18 Закону № 2289, а також у разі його укладення з

порушенням строків, передбачених абзацами третім, четве-

ртим частини другої статті 31, абзацом четвертим частини

п’ятої статті 36 абзацом першим частини третьої статті 39

та статтею 39-10 Закону № 2289, крім випадку порушення

зазначених строків у зв’язку з оскарженням процедури за-

купівлі.

172

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Разом з тим, при здійсненні контролю за виконанням

договору звертається увага на:

 зіставлення умов укладених договорів (у частині

оплати) з фактично здійсненими перерахуваннями коштів;

 правильність і своєчасність виконання договірних

зобов’язань постачальниками;

 достовірність і реальність дебіторської та креди-

торської заборгованості;

 дотримання встановленого порядку списання дебі-

торської та кредиторської заборгованості;

 дотримання учасником умов договору в частині

визначених термінів поставки товарів, надання послуг та

виконання робіт;

 фактичне постачання товарів (виконання робіт,

надання послуг) шляхом інвентаризації, обстеження та кон-

трольного обміру закуплених (отриманих) об’єктом конт-

ролю товарно-матеріальних цінностей, робіт, послуг та ін-

ших дій;

 відповідність істотних умов укладених договорів

(ціна за одиницю, кількість/обсяг, загальна вартість) з роз-

міром фактично сплаченої суми та поставленими товарно-

матеріальними цінностями (виконаними роботами, надани-

ми послугами);

 дослідження питання своєчасності оприбуткуван-

ня товарно-матеріальних цінностей та відображення цих

операцій в регістрах бухгалтерського обліку;

 дослідження питання, чи не укладались замовни-

ком додаткові угоди до основного договору через збіль-

шення кількості предмета закупівлі або розширення перелі-

ку предмета закупівлі, що призведе до здійснення закупі-

вель без проведення процедур державних закупівель, що

порушує вимоги статті 2 Закону № 2289.

173

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

У даному випадку, в першу чергу перевіряється дого-

вір як юридичне зобов’язання на відповідність фінансовим

зобов’язанням у вигляді підтвердних документів (акти ви-

конаних робіт (наданих послуг), накладні, квитанції, чеки

тощо), а потім – платіжні доручення та інші розрахункові

документи перевіряються на відповідність фінансовим зо-

бов’язанням – підтвердним документам.

За результатами дослідження надається належна

правова оцінка щодо:

 – дотримання замовником норм законодавства при

укладанні договорів на закупівлю товарів, робіт і послуг,

відповідності умов укладених договорів вимогам докумен-

тації конкурсних торгів, умовам конкурсних пропозицій

учасників.

 дотримання вимог законодавства під час виконан-

ня замовником умов укладеного договору;

 наявності належного дієвого внутрішнього конт-

ролю за виконанням договорів на об’єкті контролю.

Аналіз закупівельних цін на товари, роботи і послуги,

що закуповуються замовниками за рахунок державних

коштів

Одним з важливих етапів отримання інформації про

негативні прояви та явища у сфері закупівель є моніторинг

контролюючим органом цін і тарифів – оперативне дослі-

дження рівня цін і тарифів на окремі товари та послуги у

регіонах, аналіз і визначення їх динаміки, що здійснюється

на підставі інформації та первинних документів підпри-

ємств і не є перевіркою дотримання ними державної дис-

ципліни цін.

174

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

Джерелами отримання інформації щодо рівня за-

купівельних цін, що мають стати у нагоді працівникам ор-

ганів Держфінінспекції України при проведенні контроль-

них заходів, можуть стати такі ресурси „всесвітньої паву-

тини”, що містять цінову інформацію (таблиця 7):

Таблиця 7

Назва суб’єкта надання

Вид інформації, що надається

інформації про ціни

Офіційний веб-сайт

Державною інспекцією з контролю за

Державної інспекції з

цінами України проводиться моніторинг

контролю за цінами

цін відповідно до постанови Кабінету Мі-

України

ністрів України від 13.06.2002 № 803 “Про

заходи щодо проведення моніторингу цін і

електронний ресурс,

тарифів на споживчому ринку”, якою ви-

режим доступу:

значено Перелік соціально значущих това-

www.dci.gov.ua

рів і послуг, за яким проводиться постій-

ний моніторинг цін і тарифів на спожив-

чому ринку регіонів. Зокрема, моніторинг

роздрібних цін на підприємствах торгівлі

проводиться по борошну пшеничному ви-

щого сорту, хлібу з борошна пшеничного

вищого сорту, хлібу з борошна пшенично-

го I сорту, хлібу житньо-пшеничному, ма-

каронним виробам, крупам гречаним, рису,

яловичині I категорії, м’ясу птиці (кури),

ковбасі вареній I сорту, молоку (жирністю

2,5%), сметані (жирністю 20%), сиру

м’якому, маслу, яйцях курячих, цукру, олії

соняшниковій, солі, а на продовольчих

ринках – по свинині, салу, картоплі. Разом

з тим, дослідженню підлягають роздрібні

ціни на окремі види нафтопродуктів (диз-

паливо, бензини марки А-76 та А-95) в

розрізі регіонів та в цілому по Україні.

Оперативні дані моніторингу середніх

рівнів роздрібних цін на споживчі товари

на підприємствах торгівлі по регіонах

175

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

України, що проводиться органами держа-

вного контролю за цінами, станом на від-

повідну дату, оприлюднюється на офіцій-

ному сайті.

Офіційний веб – сайт

На веб-сайті оприлюднюються „Дані

Міністерства економіч-

моніторингу споживчих цін на соціально

ного розвитку і торгівлі значущі товари” станом на відповідну да-

України

ту, в розрізі регіонів за наступними пред-

метами закупівлі: рис, хліб пшеничний з

електронний ресурс,

борошна першого ґатунку, хліб житній,

режим досту-

житньо-пшеничний, яловичина, свинина,

пу:www.me.gov.ua

птиця (тушки курячі), сало, борошно пше-

ничне вищого ґатунку, макаронні вироби,

крупи гречані, ковбаси варені першого

ґатунку, молоко (жирністю 2,5 %), сметана

(жирністю 15 %), масло вершкове (жирніс-

тю 72-73 %), сир м’який (жирністю 9 %),

цукор, олія соняшникова, яйця І – ІІ кате-

горії, картопля, капуста, морква, буряк,

цибуля ріпчаста, бензин А-95, дизельне

пальне.

Офіційний сайт Держа-

Аналітики „Укрпромзовнішекспертизи”

вного підприємства

здійснюють моніторинг цін різних галузей

„Укрпромзовнішекспе-

промисловості – будівництва, гірничо-

ртиза”

металургійного комплексу, енергетики, лег-

кої промисловості, машинобудування, сіль-

електронний ресурс,

ського господарства, транспорту, харчової

режим доступу:

промисловості, хімічної промисловості.

http://expert.kiev.ua

Платний доступ

Офіційний сайт Науко-

На сайті міститься відомості щодо прове-

во-дослідного інституту дення Інститутом постійного (щотижнево-

продуктивності АПК

го) моніторингу цін на окремі види продо-

вольчих товарів на місцевих оптових та

електронний ресурс,

роздрібних ринках з урахуванням їх вели-

режим доступу:

чини та регіонального представництва.

www.uapp.kiev.ua

Щотижневий моніторинг містить узагаль-

нену інформацію з 700 продуктових ринків

України про ціни на основні 32 продукти

176

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

харчування, зокрема, хліб, борошно і кру-

пи, цукор, олію, овочі, м’ясо, сало, ковбаси

та молокопродукти.

Огляд цін українського

Містить інформацію щодо рівня опто-

та світового товарних

вих та роздрібних цін внутрішнього, зов-

ринків Державного ін-

нішнього та світового ринку за наступними

формаційно-

категоріями: сільське господарство та хар-

аналітичного центру

чова промисловість; енергоносії; металур-

моніторингу зовнішніх

гійна промисловість; хімічна промисло-

товарних ринків

вість; мінеральна сировина; хімія та наф-

ДП

тохімія; будівельні матеріали; промислові

„ДЕРЖЗОВНІШІНФОРМ” товари; фармацевтика.

електронний ресурс,

режим доступу:

www.pricereview.com.ua

Платний доступ

Реєстр оптово-

Граничні постачальницько-збутові та

відпускних цін на лі-

роздрібні надбавки на лікарські засоби ви-

карські засоби на офі-

значено постановою Кабінету Міністрів

ційному

України від 17.10.2008 № 955 „Про заходи

веб-сайті Міністерства

щодо стабілізації цін на лікарські засоби і

охорони здоров’я

вироби медичного призначення”.

України

Відповідно до постанови Кабінету Мініст-

рів України від 08.08.2011 № 932 „Про

електронний ресурс,

удосконалення державного регулювання

режим доступу:

цін на лікарські засоби і вироби медичного

www.moz.gov.ua/ua/port

призначення, що закуповуються за рахунок

al/register_prices_drugs/ коштів державного та місцевих бюджетів”

оптово-відпускні ціни на лікарські засоби,

що включені до переліку лікарських засо-

бів вітчизняного та іноземного виробницт-

ва, які можуть закуповувати заклади і

установи охорони здоров’я, що повністю

або частково фінансуються з державного

та місцевих бюджетів, затверджено-

го постановою Кабінету Міністрів України

від 05.09.1996 № 1071 „Про порядок заку-

півлі лікарських засобів закладами та уста-

177

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

новами охорони здоров’я, що фінансують-

ся з бюджету”, підлягають обов’язковій

реєстрації з 1 вересня 2011 року.

Офіційний веб-сайт

На сайті розміщена статистична інфор-

Державної служби

мація щодо рівня цін на основні лікарські

статистики України

засоби, медичну продукцію, медичне обла-

днання, продукти харчування, продукцію

електронний ресурс,

сільського господарства, продукцію пали-

режим доступу:

вно – енергетичного комплексу (вугілля,

http://www.ukrstat.gov.ua/ паливно – мастильні матеріали, газ)

Офіційний веб – сайт

На сайті у розділі „Ціноутворення” міс-

Міністерства регіона-

титься інформація щодо цін на основні

льного розвитку, будів-

будівельні матеріали та конструкції.

ництва та житлово –

Зазначена інформація має довідковий

комунального госпо-

характер і може слугувати замовнику та

дарства України

підряднику орієнтиром при визначенні

вартості будівництва на стадіях складання

електронний ресурс,

інвесторської кошторисної документації та

режим доступу:

договірної ціни у випадках відсутності да-

http://www.minregion.

них щодо цін на окремі матеріали, які не є

gov.ua

основними на конкретній будові.

Ціни по матеріалах наведено в двох

таблицях:

– таблиця 1 – відображає ціни за регіо-

нами, де зазначається найбільша (червоним

кольором) та найменша (зеленим кольо-

ром) ціна;

– таблиця 2 – наведено ціни в порядку

їх зростання на основі даних таблиці 1.

Офіційний сайт Торгово

Містить механізм надання Торгово –

– промислової палати

промисловою палатою України довідок

України

щодо світових, довідкових, індикативних

цін, котирувань, цін – орієнтовок на про-

електронний ресурс,

дукцію, сировину, вироби, товари / облад-

режим доступу:

нання з власних інформаційних ресурсів

http://www.ucci.org.ua

(ціни на продукцію, товари, послуги, ви-

значення вартості або оцінка майна, ціліс-

Платний доступ

них майнових комплексів, об’єктів неру-

хомості, обладнання, об’єктів незаверше-

ного будівництва, конфіскованого й безха-

178

РОЗДІЛ 3. МЕТОДИЧНІ АСПЕКТИ ПРОВЕДЕННЯ КОНТРОЛЬНИХ ЗАХОДІВ У

СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ

ІНСПЕКЦІЇ УКРАЇНИ

зяйного майна, об’єктів страхування, нема-

теріальних активів, інтелектуальної влас-

ності, тощо.

Веб – сайти виробників,

Інформація щодо рівня цін на товари,

їх офіційних представ-

роботи та послуги безпосередніх виробни-

ників та ділерів, посе-

ків, їх офіційних представників, ділерів,

редницьких комерцій-

посередницьких комерційних структур.

них структур

За результатами дослідження надається належ-

на правова оцінка щодо:

 наявності / відсутності фактів придбання замовни-

ками торгів товарів, робіт і послуг за завищеними цінами

(завищення цін через закупівлю у посередницьких

комерційних структур; здійснення закупівлі за державні

кошти за завищеними цінами у порівнянні зі справедливи-

ми середньоринковими; придбання товарів іноземного ви-

робництва при наявності більш дешевих вітчизняних

аналогів).

Дослідження інших документів, що стосуються

діяльності комітету з конкурсних торгів замовника та

закупівель, які перевіряються

Документи, що підлягають дослідженню при про-

веденні контрольного заходу:

 звернення (скарги) учасників щодо неправомірних

дій замовника;

 документи

Уповноваженого

органу

(листи

інформативного характеру щодо застосування законодавст-

ва у сфері державних закупівель, роз’яснення Уповноваже-

ного органу, листи-повідомлення щодо здійснення

моніторингу державних закупівель, висновки за результа-

179

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

тами здійснення Уповноваженим органом моніторингу

державних закупівель;

 рішення органу оскарження – Антимонопольного

комітету України

 інші документи, що мають відношення до

діяльності комітету з конкурсних торгів замовника.

За результатами дослідження зазначених докумен-

тів працівникам органу Держфінінспекції є можливість

провести більш ретельний аналіз господарської діяльності

об’єкту контролю щодо здійснення ним державних закупі-

вель, та врахувати отриману інформацію при плануванні

проведення та при складанні акту контрольного заходу.

180

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

РОЗДІЛ 4.

ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ

ДЕРЖФІНІНСПЕКЦІЇ УКРАЇНИ

АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА

ПОРУШЕННЯ ЗАКОНОДАВСТВА ПРО

ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Засади притягнення до адміністративної

відповідальності за порушення законодавства про здій-

снення закупівлі товарів, робіт і послуг за державні

кошти

Відповідно до вимог глави 2 розділу ІІ КУпАП зага-

льні підстави для притягнення до відповідальності за стат-

тею 164-14 КУпАП наведені у таблиці 8:

Таблиця 8

Вимога законо-

Зміст відповідної вимоги

Норма за-

давства

конодавст-

ва, що її

встановлює

Наявність фак-

Адміністративним правопорушен-

Стаття 9

ту скоєння ад-

ням (проступком) визнається проти-

КУпАП

міністративно-

правна, винна (умисна або необере-

го правопору-

жна) дія чи бездіяльність, яка посягає

шення

на громадський порядок, власність,

права і свободи громадян, на встано-

влений порядок управління і за яку

Законом передбачено адміністратив-

ну відповідальність.

Адміністративна відповідальність

за правопорушення, передбачені Ку-

пАП, настає, якщо ці порушення за

своїм характером не тягнуть за со-

бою відповідно до Закону криміна-

льної відповідальності.

181

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Вчинення ад-

Посадові особи підлягають адмі-

Стаття 14

міністративно-

ністративній відповідальності за ад-

КУпАП

го правопору-

міністративні

правопорушення,

шення посадо-

пов’язані з недотриманням установ-

лених правил у сфері охорони по-

вою особою

рядку управління, державного і гро-

мадського порядку, природи, здо-

ров’я населення та інших правил,

забезпечення виконання яких вхо-

дить до їх службових обов’язків

Вчинення ад-

Адміністративне правопорушення

Статті 10,

міністративно-

визнається вчиненим умисно, коли

11 КУпАП

го правопору-

особа, яка його вчинила, усвідомлю-

шення умисно

вала протиправний характер своєї дії

чи бездіяльності, передбачала її шкі-

чи з необереж-

дливі наслідки і бажала їх або свідо-

ності

мо допускала настання цих наслідків.

Адміністративне правопорушення

визнається вчиненим з необережнос-

ті, коли особа, яка його вчинила, пе-

редбачала можливість настання шкі-

дливих наслідків від своєї дії чи без-

діяльності, але легковажно міркувала

про їх відвернення або не передбача-

ла можливості настання таких нас-

лідків, хоч повинна була і могла їх

передбачити

Досягнення

Адміністративній відповідальності

Стаття 12

віку, з якого

підлягають особи, які досягли на мо-

КУпАП

настає адмініс-

мент вчинення адміністративного

тративна від-

правопорушення шістнадцятирічного

віку

повідальність

Громадянство

Іноземці і особи без громадянства,

Стаття 16

винної особи

які перебувають на території Украї-

КУпАП

ни, підлягають адміністративній від-

повідальності на загальних підставах

з громадянами України. Питання про

відповідальність за адміністративні

правопорушення, вчинені на терито-

рії України іноземцями, які, згідно з

чинними законами та міжнародними

договорами України, мають імунітет

від

адміністративної

юрисдикції

України, вирішуються дипломатич-

ним шляхом

182

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Разом з тим, статтею 43 Закону № 2289 визначено, що

за порушення вимог, встановлених цим Законом та норма-

тивно-правовими актами, розробленими відповідно до його

норм, члени комітету з конкурсних торгів замовника (гене-

рального замовника) несуть відповідальність згідно із зако-

нами України.

Статтею 164-14 Кодексу України про адміністра-

тивні правопорушення (далі по тексту – КУпАП) вста-

новлені санкції за порушення вимог діючого законодавст-

ва при здійсненні закупівель товарів, робіт і послуг за

державні кошти.

Так, об’єктом правопорушень, передбачених статтею

164-14 КУпАП, є суспільні відносини в сфері закупівлі то-

варів, робіт і послуг за державні кошти, регулюються Зако-

ном № 2289 та іншими нормативно – правовими актами,

що прийняті на його виконання.

Об’єктивна сторона правопорушень, передбачених

статтею 164-14 КУпАП, полягає у порушенні законодавст-

ва про здійснення закупівлі товарів, робіт і послуг за дер-

жавні кошти.

При цьому, державна закупівля – це придбання за-

мовником предмету закупівлі (товарів, робіт і послуг) за

державні кошти у порядку, встановленому Законом. Дер-

жавна закупівля здійснюється шляхом проведення конкур-

сних торгів.

Предмет закупівлі – товари, роботи чи послуги, які

закуповуються замовником у межах єдиної процедури за-

купівлі і на які учасникам дозволяється подавати пропози-

ції конкурсних торгів (кваліфікаційні, цінові пропозиції)

або пропозиції на переговорах у разі застосування проце-

дури закупівлі в одного учасника.

Предмет закупівлі визначається наказом Міністерства

економічного розвитку і торгівлі України від 26.07.2010 №

921 „Про затвердження Порядку визначення предмету за-

купівлі”, зі змінами.

183

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Зокрема, для проведення процедури закупівлі має бу-

ти не менше двох пропозицій, крім випадків застосування

замовником процедури закупівлі в одного учасника.

Послуги – будь-який предмет закупівлі (крім товарів і

робіт), включаючи транспортні послуги, освоєння техноло-

гій, наукові дослідження, науково-дослідні або дослідно-

конструкторські розробки, медичне та побутове обслугову-

вання, лізинг, найм (оренду), а також фінансові та консуль-

таційні послуги, поточний ремонт.

Роботи – проектування, будівництво нових, розши-

рення, реконструкція, капітальний ремонт та реставрація

існуючих об’єктів і споруд виробничого і невиробничого

призначення, роботи із нормування у будівництві, геолого-

розвідувальні роботи, технічне переоснащення діючих під-

приємств та супровідні роботам послуги, у тому числі гео-

дезичні роботи, буріння, сейсмічні дослідження, аеро- і су-

путникова фотозйомка та інші послуги, які включаються до

кошторисної вартості робіт, якщо вартість таких послуг не

перевищує вартості самих робіт.

Державними коштами, зокрема, вважаються: кошти

Державного бюджету України, бюджету Автономної Рес-

публіки Крим та місцевих бюджетів, кошти Національного

банку України, державних цільових фондів, Пенсійного

фонду України, кошти загальнообов’язкового державного

соціального страхування, кошти загальнообов’язкового

державного соціального страхування на випадок безробіт-

тя, кошти загальнообов’язкового державного соціального

страхування у зв’язку з тимчасовою втратою працездатнос-

ті та витратами, зумовленими народженням та похованням,

кошти, передбачені Законом України „Про загально-

обов’язкове державне соціальне страхування від нещасного

випадку на виробництві та професійного захворювання, які

спричинили втрату працездатності”, кошти установ чи ор-

ганізацій, утворених у встановленому порядку органами

184

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

державної влади, органами влади Автономної Республіки

Крим, місцевими державними адміністраціями чи органами

місцевого самоврядування, кошти державних та місцевих

фондів, кошти державного оборонного замовлення, кошти

державного замовлення для задоволення пріоритетних

державних потреб, кошти державного матеріального резер-

ву, кошти Аграрного фонду, кошти Фонду соціального за-

хисту інвалідів, кошти, які надаються замовникам під гара-

нтії Кабінету Міністрів України, Ради міністрів Автономної

Республіки Крим та органів місцевого самоврядування за

кредитами, позиками, які надаються іноземними держава-

ми, банками, міжнародними фінансовими організаціями

або на умовах співфінансування разом з іноземними держа-

вами, банками, міжнародними фінансовими організаціями,

тощо.

Слід зазначити, що суб’єктивна сторона цього право-

порушення полягає у наявності вини як у формі умислу, так

і у формі необережності.

Отже, професійна некомпетентність та необізнаність

членів комітету з конкурсних торгів у сфері державних за-

купівель не є підставою для їх звільнення від адміністрати-

вної відповідальності.

Склади правопорушень, за які передбачено настання

адміністративної відповідальності

за статтею 164-14 КУпАП

Проаналізуємо в таблиці 9 склади можливих правопо-

рушень, за які передбачена відповідальність згідно із вимо-

гами статті 164-14 КУпАП:

185

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Таблиця 9

№

Склад

Можливі порушення законодавст-

з/п

правопорушення

ва, за які передбачена адміністра-

тивна відповідальність

1

Здійснення закупівлі  поділ однорідного предмета заку-

товарів, робіт і по-

півлі на частини з метою уникнення

слуг за державні ко-

проведення процедури торгів;

шти без застосуван-

 укладання договорів про закупів-

ня визначених зако-

лю за державні кошти до/без прове-

ном процедур

дення процедури торгів.

2

Застосування проце-

 оформлення документації конку-

дур закупівлі з по-

рсних торгів (кваліфікаційної доку-

рушенням законо-

ментації) з порушенням вимог статті

давства про здійс-

22 Закону № 2289;

нення закупівлі то-

 наявність у технічній специфіка-

варів, робіт і послуг

ції посилань на конкретну торгове-

за державні кошти, в льну марку чи фірму, патент, конс-

тому числі оформ-

трукцію або тип предмета закупівлі,

лення документації

джерело його походження або виро-

конкурсних торгів

(кваліфікаційної до-

бника, без зазначення вислову „або

кументації) з пору-

еквівалент”;

шенням законодав-

 встановлення у документації дис-

ства про здійснення

кримінаційних вимог до учасників.

закупівлі товарів,

робіт і послуг за

державні кошти

3

Оцінка пропозицій

 несвоєчасність прийняття конку-

конкурсних торгів

рсних пропозицій відповідно до

(кваліфікаційних

встановлених документацією конку-

пропозицій) не за

рсних торгів вимог;

критеріями та мето-

 недотримання термінів розкриття

дикою оцінки для

конкурсних пропозицій, їх невідпо-

визначення найкра-

відність встановленій формі;

щої пропозиції кон-



курсних торгів (ква-

визначення переможця з числа

ліфікаційної пропо-

учасників на підставі критеріїв та

зиції), що міститься у методики оцінки конкурсних пропо-

документації конку-

зицій, не зазначених у документації

рсних торгів (квалі-

конкурсних торгів;

фікаційній докумен-

 перевищення встановленого зага-

тації)

льного строку проведення оцінки,

186

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

порівняння та визначення перемож-

ця торгів;

 невідхилення конкурсної пропо-

зиції учасника торгів у разі її невід-

повідності умовам документації

конкурсних торгів, невідповідність

учасника кваліфікаційним вимогам,

встановленим у документації конку-

рсних торгів;

 відхилення замовником торгів

конкурсних пропозицій на підставі

вимог, к тому числі кваліфікаційних,

не передбачених документацією

конкурсних торгів;

 акцептування замовником пропо-

зиції, яка не є найкращою за резуль-

татами оцінки;

 обрання замовником при прове-

денні процедури запиту цінових

пропозицій переможця торгів на

підставі інших критеріїв, ніж ціна.

4

Укладення з учасни-

 невідповідність умов договору

ком, що став пере-

конкурсним пропозиціям учасників;

можцем торгів, дого-

 відмінність умов договору про

вору про закупівлю

закупівлю від умов конкурсної (ці-

товарів, робіт і по-

нової) пропозиції учасника – пере-

слуг за державні ко-

можця торгів;

шти за цінами і обся-

 зміна істотних умов договору

гами, які не відпові-

після його підписання (крім випад-

дають вимогам до-

ків, передбачених законодавством);

кументації конкурс-

 невідповідність укладеного дого-

них торгів (кваліфі-

вору про закупівлю акцептованій

каційної документа-

конкурсній пропозиції (ціна, умови

ції)

поставки та оплати, гарантії, тощо).

5

Неоприлюднення або  - неоприлюднення інформації про

порушення порядку

закупівлю у порядку, встановленому

оприлюднення інфо-

статтями 4 та 10 Закону № 2289.

рмації щодо закупів-

лі товарів, робіт і

послуг за державні

кошти відповідно до

вимог законодавства

187

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

6

Неподання в устано-

- відсутність звіту про проведен-

вленому порядку

ня процедури закупівлі;

звіту про результати

– недостовірність даних звіту.

здійснення процеду-

ри закупівлі товарів,

робіт і послуг, відо-

браження недостові-

рних відомостей у

звіті про результати

здійснення зазначе-

ної процедури

7

Непроходження на-

На даний час зазначена норма не

вчання чи підви-

діє у зв’язку з незатвердженням упо-

щення кваліфікації з вноваженим органом – Міністерст-

питань організації та вом економічного розвитку і торгів-

здійснення процедур лі України відповідного порядку

закупівель відповід-

проходження навчання (підвищення

но до вимог закону

кваліфікації).

8

Ненадання інформа-

-

необґрунтована відмова від

ції, документів та

надання відповідної інформації у

матеріалів у випад-

сфері державних закупівель;

ках, передбачених

-

надання інформації про

законом

держзакупівлі, що не відповідає дій-

сності;

-

несвоєчасне надання інфор-

мації;

-

навмисне приховування ін-

формації щодо держзакупівель.

Суб’єкт правопорушення за статтею

164-14 КУпАП

З диспозиції статті 164-14 КУпАП вбачається, що

суб’єктом зазначеного правопорушення може бути лише

посадова особа.

На жаль, термін „посадова особа” норми КУпАП не

містять. Проте, листом Міністерства юстиції України від

22.02.2013 № 1332-0-26-13/11 „Щодо запобігання та проти-

дії корупції” визначено, що для вирішення питання щодо

визначення поняття „посадова особа” необхідно виходити з

188

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

правозастосовної практики, яка зазначає, що головним

критерієм віднесення особи до кола посадових осіб є на-

явність в неї організаційно-розпорядчих або адміністра-

тивно-господарських функцій.

Так, відповідно до судової практики, яка склалася і

знайшла своє відображення у відповідному узагальненні

Верховного Суду України (постанова Пленуму Верховного

Суду України від 26.04.2002 № 5 „Про судову практику у

справах про хабарництво”), організаційно-розпорядчими

обов’язками є обов’язки по здійсненню керівництва галуз-

зю промисловості, трудовим колективом, ділянкою роботи,

виробничою діяльністю окремих працівників на підприємс-

твах, в установах чи організаціях незалежно від форм влас-

ності. Такі функції виконують, зокрема, керівники мініс-

терств, інших центральних органів виконавчої влади, дер-

жавних, колективних чи приватних підприємств, установ і

організацій, їх заступники, керівники структурних підроз-

ділів (начальники цехів, завідувачі відділів, лабораторій,

кафедр), їх заступники, особи, які керують ділянками робіт

(майстри, виконроби, бригадири, тощо).

У той же час під адміністративно-господарськими

обов’язками розуміються обов’язки по управлінню або

розпорядженню державним, колективним чи приватним

майном (установлення порядку його зберігання, переробки,

реалізації забезпечення контролю за цими операціями, то-

що). Такі повноваження в тому чи іншому обсязі є у нача-

льників планово-господарських, постачальних, фінансових

відділів і служб, завідувачів складів, магазинів, майстерень,

ательє, їх заступників, керівників відділів підприємств, ві-

домчих ревізорів та контролерів, тощо).

Поряд з цим, згідно частини другої статті 2 Закону

України „Про державну службу”, посадовими особами

вважаються керівники та заступники керівників державних

органів та їх апарату, інші державні службовці, на яких за-

189

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

конами або іншими нормативними актами покладено здій-

снення організаційно-розпорядчих та консультативно-

дорадчих функцій.

Водночас, поняття службової особи викладено у пун-

ктах 1 та 2 Примітки до статті 364 Кримінального кодексу

України.

Зокрема, службовими особами є особи, які постійно

чи тимчасово здійснюють функції представників влади, а

також обіймають постійно чи тимчасово на підприємствах,

в установах чи організаціях незалежно від форми власності

посади, пов’язані з виконанням організаційно-розпорядчих

чи адміністративно-господарських обов’язків, або викону-

ють такі обов’язки за спеціальним повноваженням.

Службовими особами також визнаються іноземці

або особи без громадянства, які виконують обов’язки,

зазначені в пункті 1 цієї Примітки.

Слід зазначити, що особа є службовою не тільки

тоді, коли вона здійснює відповідні функції чи виконує

обов’язки постійно, тимчасово або за спеціальним пов-

новаженням, за умови, що зазначені функції чи обов’язки

покладені на неї правомочним органом або правомочною

службовою особою.

Водночас, статтею 1 Закону № 2289 визначено, що

комітет з конкурсних торгів – це службові (посадові)

особи замовника (генерального замовника), призначені від-

повідальними за організацію та проведення процедур заку-

півлі згідно з цим Законом.

Правові засади функціонування діяльності коміте-

ту з конкурсних торгів визначаються статтею 11 Зако-

ну № 2289.

Так, він утворюється для організації та проведення

процедур закупівель, діє на засадах колегіальності та не-

упередженості членів комітету з конкурсних торгів, а його

склад у кількості не менше 5 осіб затверджується рішенням

замовника (генерального замовника). У разі якщо кількість

190

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

службових (посадових) осіб у штатній чисельності замов-

ника є меншою, ніж п’ять осіб, до складу комітету з конку-

рсних торгів мають входити всі службові (посадові) особи

замовника.

Керівництво роботою комітету з конкурсних тор-

гів здійснює його голова, що організовує роботу комітету

і несе персональну відповідальність за виконання покла-

дених на комітет функцій.

Члени комітету з конкурсних торгів несуть персо-

нальну відповідальність за прийняті ними рішення від-

повідно до законів України.

Як зазначалось раніше, повноваження та межі відпо-

відальності кожного члену комітету з конкурсних торгів

визначаються в Положенні про організацію діяльності ко-

мітету з конкурсних торгів замовника, що розробляється та

затверджується відповідно до вимог Типового положення.

Отже, кожен член комітету є відповідальним за прийн-

яте ним рішення, а отже, у разі прийняття комітетом з кон-

курсних торгів рішень, які можуть бути кваліфіковані як

правопорушення, склад якого передбачено статтею 164-14

КУпАП, адміністративну відповідальність несуть усі члени

комітету, що приймали відповідне незаконне рішення.

Примірний перелік посадових осіб, що несуть адміні-

стративну відповідальність за порушення вимог законодав-

ства у сфері державних закупівель та звільняються від неї

наведений у таблиці 10.

Таблиця 10

Суб’єкти складу правопорушення

Несуть відповідальність

Не несуть відповідальності

Голова комітету з конкурсних тор-

Експерти (залучені на договор-

гів

них засадах)

Заступник (заступники) голови,

Консультанти (залучені на дого-

секретар, члени комітету з конкур-

ворних засадах)

191

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

сних торгів

Військовослужбовці

Призвані на збори військовозо-

бов'язані

Особи рядового і начальницько-

го складів органів внутрішніх

справ

Таким чином, проаналізувавши чинну нормативну ба-

зу у сфері державних закупівель, можна визначити коло

потенційних порушників за складами правопорушень дис-

позиції статті 164-14 КУпАП (таблиця 11):

Таблиця 11

№

Склад правопору-

Потенційний суб’єкт правопо-

з/п

шення

рушення

1

Здійснення закупівлі

Посадові особи, що підписува-

товарів, робіт і послуг ли відповідні господарські догово-

за державні кошти без ри з контрагентами без проведення

застосування визна-

конкурсних процедур відповідно

чених Законом проце-

до Закону № 2289 (керівник замов-

дур

ника; інша посадова особа, що ма-

ла право на підписання господар-

ських договорів; голова комітету з

конкурсних торгів або особа, що

його заміщувала).

Застосування процедур закупівлі з порушенням законодавства

про здійснення закупівлі товарів, робіт і послуг за державні

кошти, у тому числі:

2

Оформлення докуме-

Голова комітету з конкурсних

нтації конкурсних

торгів, що затвердив відповідну

торгів (кваліфікацій-

документацію конкурсних торгів

ної документації) з

(кваліфікаційну

документацію);

порушенням законо-

інша посадова особа, що затверди-

давства про здійснен-

ла документацію конкурсних тор-

ня закупівлі товарів,

гів (кваліфікаційну документацію);

робіт і послуг за дер-

член комітету з конкурсних торгів,

жавні кошти

що відповідальний за розроблення

документації конкурсних торгів.

192

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

3

Оцінка пропозицій

Голова, заступник голови, сек-

конкурсних торгів

ретар комітету з конкурсних торгів,

(кваліфікаційних

інші члени комітету з конкурсних

пропозицій) не за

торгів, що брали участь у голосу-

критеріями та мето-

ванні при прийнятті незаконного

дикою оцінки для ви-

рішення про визначення перемож-

значення найкращої

ця та підписували протокол оцінки

пропозиції конкурс-

конкурсних (цінових) пропозицій.

них торгів (кваліфі-

каційної пропозиції),

що міститься в доку-

ментації конкурсних

торгів (кваліфікацій-

ній документації)

4

Укладення з учасни-

Посадові особи, що підписува-

ком, що став перемо-

ли відповідні господарські догово-

жцем торгів, договору ри з контрагентами з порушенням

про закупівлю това-

вимог Закону № 2289 (керівник

рів, робіт і послуг за

замовника; інша посадова особа,

державні кошти за

що мала право на підписання гос-

цінами і в обсягах, які подарських договорів; голова комі-

не відповідають ви-

тету з конкурсних торгів або особа,

могам документації

що його заміщувала).

конкурсних торгів

(кваліфікаційної до-

кументації)

5

Неоприлюднення або

Голова комітету з конкурсних

порушення порядку

торгів; особа, що його заміщує;

оприлюднення інфо-

секретар комітету з конкурсних

рмації щодо закупівлі торгів; інший член комітету, відпо-

товарів, робіт і послуг відальний за оприлюднення інфор-

за державні кошти

мації відповідно до Положення про

відповідно до вимог

комітет з конкурсних торгів.

законодавства

6

Неподання в установ-

Голова комітету з конкурсних

леному порядку звіту торгів; особа, що його заміщує;

про результати здійс-

секретар комітету з конкурсних

нення процедури за-

торгів; інший член комітету, відпо-

купівлі товарів, робіт відальний за складання та подання

і послуг, відображен-

звіту відповідно до Положення про

ня недостовірних ві-

комітет з конкурсних торгів.

193

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

домостей у звіті про

результати здійснен-

ня зазначеної проце-

дури

7

Непроходження на-

Диспозиція частини 1 статті

вчання чи підвищен-

164-14 КУпАП передбачає адмініс-

ня кваліфікації з пи-

тративну відповідальність за не-

тань організації та

проходження навчання чи підви-

здійснення процедур

щення кваліфікації з питань органі-

закупівель відповідно зації та здійснення процедур заку-

до вимог Закону

півель відповідно до вимог Закону.

Разом з цим організація та за-

твердження порядку проходження

навчання спеціалістів у сфері здій-

снення закупівель товарів, робіт і

послуг за державні кошти відпові-

дно до пункту 15 частини 1 статті 8

Закону № 2289 здійснює спеціаль-

но уповноважений центральний

орган виконавчої влади, визначе-

ний статтею 11 Закону № 2289.

На даний час жодного нормати-

вного акта Уповноваженого органу,

який би регулював питання прохо-

дження навчання (підвищення ква-

ліфікації з питань організації та

здійснення процедур закупівель) не

існує, а тому правових підстав для

притягнення до адміністративної

відповідальності за непроходження

навчання (підвищення кваліфікації)

до затвердження порядку немає.

8

Ненадання інформа-

Керівник замовника або особа,

ції, документів та ма-

що його заміщує; голова комітету з

теріалів у випадках,

конкурсних торгів; особа, що його

передбачених Зако-

заміщує; секретар комітету з кон-

ном

курсних торгів; інший член коміте-

ту, відповідальний за надання від-

повідної інформації та матеріалів

відповідно до Положення про ко-

мітет з конкурсних торгів.

194

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Отже, із вищезазначених складів правопорушень ви-

пливає визначення законодавцем їх вичерпного переліку.

Таким чином, диспозиція статті 164-14 КУпАП не

передбачає настання підстав для адміністративної відпові-

дальності за скоєння винною посадовою особою інших по-

рушень у сфері державних закупівель, аніж вищевикладені

(наприклад, нестворення комітету з конкурсних торгів; не-

затвердження відповідного положення про комітет з конку-

рсних торгів; неправомірне обрання процедури закупівлі;

укладення договору про закупівлю з переможцем за цінами,

що перевищують середньоринкові ціни та ін.).

Враховуючи вищевикладене, суб’єктом адмініст-

ративної відповідальності за порушення законодавства

про здійснення закупівлі товарів, робіт і послуг за дер-

жавні кошти, передбаченої диспозицією статті 164-14

КУпАП, є фізична особа (громадянин України, іноземна

особа, особа без громадянства), що досягла віку притяг-

нення до адміністративної відповідальності, що є поса-

довою (службовою) особою замовника, призначена відпо-

відальною за організацію та проведення процедур закупі-

влі згідно із Законом, входить до складу комітету з кон-

курсних торгів замовника та скоїла правопорушення, за

яке передбачена адміністративна відповідальність за

статтею 164-14 КУпАП.

Органи та посадові особи, що мають право складати

протоколи за статтею 164-14 КУпАП

Відповідно до вимог статті 255 КУпАП протоколи

про адміністративне правопорушення за статтею 164-

14 КУпАП мають право складати уповноважені на те

посадові особи органів – Антимонопольного комітету

України, Рахункової палати України та органів держав-

195

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

ного фінансового контролю (Державної фінансової ін-

спекції України).

Поряд з цим, статтею 234-1 КУпАП визначено, що від

імені органів державного фінансового контролю розгля-

дати справи про адміністративні правопорушення і на-

кладати адміністративні стягнення мають право: кері-

вник центрального органу виконавчої влади, що реалізує

державну політику у сфері державного фінансового конт-

ролю, його заступники, а також інші уповноважені керів-

ником посадові особи цього органу.

Таким чином, відповідні повноваження прямо надані

лише Голові та заступникам Голови Держфінінспекції

України.

Інші особи можуть бути уповноважені на розгляд

справ про адміністративні правопорушення і накладення

адміністративних стягнень від імені органів державного

фінансового контролю виключно Головою Держфінінспек-

ції України (це визначається у окремому розпорядчому до-

кументі Держфінінспекції України).

Відповідно до Звітів про результати діяльності Го-

ловКРУ України (Держфінінспекції України) та їх тери-

торальних органів за 2008, 2009, 2010, 2011, 2012 роки,

автором узагальнено результати діяльності органів Дер-

жавної контрольно – ревізійної служби України / Держа-

вної фінансової інспекції України щодо притягнення до

адміністративної відповідальності за порушення вимог

законодавства у сфері державних закупівель протягом

2008-2012 років (таблиця 12).

196

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Таблиця 12

Результати діяльності органів Державної контрольно –

ревізійної служби України / Державної фінансової ін-

спекції України щодо притягнення до адміністративної

відповідальності за порушення вимог законодавства у

сфері державних закупівель протягом 2008 – 2012 років

Рік

Складено протоко-

Притягнуто

Розмір адмініст-

лів про адміністра-

місцевими

ративних штра-

тивне правопору-

судами осіб до

фів накладених

шення за статтею

відповідаль-

на винних осіб за

164-14 КУпАП, кі-

ності за стат-

статтею 164-14

лькість

тею 164-14

КУпАП,

КУпАП, кі-

тис.грн.

лькість

2008

1467 418

695,72

2009

1154 368

856,25

2010

1547 317

929,43

2011

1937 383

1757,23

2012

1126 196

1729,54

Водночас, протоколи за даною категорією справ

про адміністративне правопорушення розглядають судді

районних, районних у місті, міських чи міськрайонних

судів (стаття 221 КУпАП).

197

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Алгоритм дій посадових осіб органів Держфінінспекції

України щодо оформлення матеріалів про адміністра-

тивне правопорушення за статтею 164-14 КУпАП

Наказом ГоловКРУ України від 12.03.2009 № 52, що

зареєстрований в Міністерстві юстиції України 30.04.2009

за № 388/16404, затверджено Порядок оформлення органа-

ми державної контрольно – ревізійної служби в Україні ма-

теріалів про адміністративні правопорушення (далі по текс-

ту – Наказ № 52).

Так, про вчинення адміністративних правопорушень,

передбачених статтею 164-14 (порушення законодавства

про здійснення закупівлі товарів, робіт і послуг за державні

кошти) уповноважена посадова особа органу Держфінінс-

пекції складає протокол про адміністративне правопору-

шення за встановленою формою.

Разом з тим, органи Держфініінспекції можуть також

складати проколи про адміністративне правопорушення,

що передбачене диспозицією статті 164-14 КУпАП, й за

відповідною мотивованою постановою прокурора.

Зокрема, надіслані до органу Держфінінспекції поста-

нова прокурора про порушення провадження у справі про

адміністративне правопорушення та додані до неї матеріали,

що підтверджують факт вчинення адміністративного право-

порушення, розглядаються у десятиденний строк після їх

надходження, а за результатами розгляду зазначених матері-

алів прокурора посадовою особою органу Держфінінспекції

складається протокол про адміністративне правопорушення

в межах строків, передбачених статтею 38 КУпАП.

При цьому, у разі відсутності підстав для складання

протоколу орган Держфінінспекції повідомляє про це від-

повідний орган прокуратури з викладенням мотивів прийн-

яття такого рішення.

198

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Слід також зазначити, що у разі вчинення адміністра-

тивного правопорушення кількома особами протокол скла-

дається стосовно кожної з таких осіб. У разі вчинення одні-

єю особою кількох адміністративних правопорушень прото-

коли складаються щодо кожного з вчинених правопорушень.

Відповідний протокол складається у двох екземп-

лярах, що підписуються посадовою особою, яка склала

такий протокол, та особою, яка притягується до адмі-

ністративної відповідальності.

Якщо особа, яка притягується до адміністративної

відповідальності, відмовляється підписати протокол, до

протоколу вноситься відповідний запис.

Поряд з цим, один екземпляр протоколу залишається в

органі Держфінінспекції, другий під розписку вручається

особі, що притягується до адміністративної відповідальності.

Зазначимо, що при складанні протоколу особі, що

притягується до адміністративної відповідальності,

обов’язково роз’яснюються її права, передбачені стат-

тею 268 КУпАП та статтею 63 Конституції України,

про що робиться відповідна відмітка у протоколі.

Відповідно до вимог Наказу № 52 бланк протоколу

заповнюється розбірливим почерком кульковою ручкою

синього, фіолетового або чорного кольору чи друкарським

способом, підчистки та помарки не допускаються, у графах,

які не заповнюються під час складання протоколу, простав-

ляється прочерк, внесення до протоколу додаткових записів

після його підписання не допускається.

Зміст протоколу про адміністративне правопорушен-

ня за статтею 164-14 КУпАП повинен відповідати вимогам,

викладеним у статті 256 КУпАП.

Так, у протоколі зазначаються: дата і місце його скла-

дення, посада, прізвище, ім’я, по батькові особи, яка склала

протокол; відомості про особу, яка притягається до адміні-

стративної відповідальності (у разі її виявлення); місце, час

199

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

вчинення і суть адміністративного правопорушення; нор-

мативний акт, який передбачає відповідальність за дане

правопорушення; прізвища, адреси свідків і потерпілих,

якщо вони є; пояснення особи, яка притягається до адмініс-

тративної відповідальності; інші відомості, необхідні для

вирішення справи. Разом з тим, якщо правопорушенням

заподіяно матеріальну шкоду, про це також зазначається в

протоколі.

Протокол підписується особою, яка його склала, і

особою яка притягається до адміністративної відповідаль-

ності; при наявності свідків і потерпілих протокол може

бути підписано також і цими особами.

Особа, яка притягується до адміністративної відпові-

дальності, має право дати пояснення та висловити заува-

ження щодо змісту протоколу, а також письмово викласти

мотиви своєї відмови від підписання протоколу. Власнору-

чно викладені цією особою пояснення та зауваження дода-

ються до протоколу, про що до нього вноситься відповід-

ний запис із зазначенням кількості аркушів, на яких подано

такі пояснення та/або зауваження.

Крім цього, не пізніше наступного дня після складан-

ня протокол реєструється в Журналі обліку протоколів про

адміністративні правопорушення за статею 164-14 КупАП

та результатів їх та долучається до матеріалів справи про

вчинене адміністративне правопорушення. У зазначених

журналах, які повинні бути прошнуровані і скріплені гер-

бовою печаткою органу Держфінінспекції та мати прону-

меровані сторінки, також фіксуються відомості про резуль-

тати розгляду справ про адміністративні правопорушення.

Належним чином оформлені протокол та інші матері-

али справи надсилаються органу, уповноваженому розгля-

дати справу про адміністративне правопорушення, протя-

гом трьох календарних днів з дня підписання (відмови від

підписання) протоколу та його реєстрації.

200

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Водночас, справи щодо порушення законодавства про

здійснення закупівлі товарів, робіт і послуг за державні

кошти за статтею 164-14 КУпАП розглядаються місцевими

судами.

Справа про адміністративне правопорушення – по-

рушення законодавства про здійснення закупівлі товарів,

робіт і послуг за державні кошти, що передається до су-

ду, повинна містити такі документи або їх копії, завірені

підписом посадової особи та печаткою органу Держфінінс-

пекції:

а) протокол про адміністративне правопорушення;

б) акт контрольного заходу або витяг з нього з додат-

ками, на які є посилання в акті, включаючи копії розпоряд-

чих чи господарських документів, які містять ознаки адмі-

ністративного правопорушення та/або підтверджують його

вчинення; постанову прокурора про порушення прова-

дження про адміністративне правопорушення та матеріали

до неї;

в) заперечення посадових осіб підприємства, устано-

ви, організації, у яких проводився контрольний захід, та

інших осіб щодо обставин порушення (якщо такі подані) і

висновки на ці заперечення посадових осіб органів Держ-

фінінспекції;

г) пояснення посадової особи, стосовно якої складено

протокол (якщо воно подано не на бланку протоколу);

ґ) довідку про розмір заробітної плати, документи

щодо обставин, які пом’якшують чи обтяжують відповіда-

льність за адміністративне правопорушення (довідка про

склад сім’ї, наявність на утриманні непрацездатних осіб

тощо, якщо такі були надані особою, що притягується до

адміністративної відповідальності);

д) опис документів.

Справа про адміністративне правопорушення пере-

дається до суду за місцем вчинення правопорушення ре-

201

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

комендованим поштовим відправленням або нарочним у

строк не пізніше трьох робочих днів після реєстрації

протоколу в Журналі обліку протоколів про адміністра-

тивні правопорушення за статтею 164-14 КУпАП та ре-

зультатів їх розгляду.

Матеріали справи про адміністративне правопору-

шення, яка передається до суду, прошиваються і нумеру-

ються за аркушами. В описі зазначаються: порядковий но-

мер, повна назва документа, його дата, номери аркушів за

порядком, а також загальна кількість документів і аркушів.

Опис підписується посадовою особою органу Держ-

фінінспекції, ставиться дата його складання.

У супровідному листі про передачу справи про адмі-

ністративне правопорушення до суду зазначаються:

а) коли, ким і за який період проводився контрольний

захід;

б) обставини, суть та якою посадовою особою вчине-

но адміністративне правопорушення;

в) суми операцій з бюджетними коштами, проведених

з порушенням бюджетного законодавства;

г) яких заходів для усунення виявлених порушень вжи-

то під час проведення контрольного заходу посадовою осо-

бою об’єкта контролю, стосовно якої складено протокол;

ґ) прохання повідомити орган Держфінінспекції про

результати розгляду справи про адміністративне правопо-

рушення та про орган державної виконавчої служби, якому

надіслано постанову на виконання.

Разом з тим, в органі Держфінінспекції залишаються

копії всіх матеріалів справи про адміністративне правопо-

рушення, що передана до суду, і до неї долучаються супро-

відний лист, додатково надані особою, що притягувалася до

адміністративної відповідальності, документи, пояснення,

повідомлення про результати розгляду справи, сплату ад-

міністративного штрафу, тощо.

202

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

У випадку незгоди з рішенням суду, винесеним по

справі про адміністративне правопорушення – порушення

законодавства про здійснення закупівлі товарів, робіт і по-

слуг за державні кошти, відповідний орган Держфініспекції

ініціює опротестування такого рішення перед органами

прокуратури.

За кожним адміністративним правопорушенням, що

передбачає відповідальність за диспозицією статті 164-14

КУпАП, у відповідному органі Держфінінспекції України

формується окрема справа, в якій накопичується такі доку-

менти та матеріали:

а) протокол;

б) акт (довідка) контрольного заходу або належним

чином завірений витяг з нього, де містяться відомості про

адміністративне правопорушення;

в) надані в письмовій формі особою, яка притягувала-

ся до адміністративної відповідальності, пояснення, заува-

ження, заперечення, клопотання;

г) інші документи, які можуть свідчити про характер

вчиненого правопорушення, підтверджують (спростову-

ють) факт вчинення правопорушення особою, стосовно якої

було складено протокол;

ґ) відомості про особу, стосовно якої було складено

протокол, її майновий і сімейний стан, а також про обста-

вини, що пом’якшують (обтяжують) відповідальність особи

чи виключають провадження у справі про адміністративне

правопорушення;

д) копія листа про повідомлення особи про місце і час

розгляду справи про адміністративне правопорушення або

викладена в письмовій формі відмова особи бути присут-

ньою при розгляді порушеної стосовно неї адміністративної

справи (клопотання про розгляд справи за її відсутності);

е) постанова по справі про адміністративне правопо-

рушення;

203

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

є) скарга порушника або протест на постанову по

справі про адміністративне правопорушення (якщо скарга

подавалась чи протест виносився) і матеріали їх розгляду;

ж) матеріали переписки щодо виконання або приму-

сового виконання постанови про накладення адміністрати-

вного стягнення;

з) документ про сплату адміністративного штрафу

(його копія);

и) документи щодо примусового виконання постанови.

Слід також зазначити, що кожній такій адміністрати-

вній справі присвоюється номер за номером відповідного

протоколу.

Відповідальність за правопорушення

про здійснення закупівлі товарів, робіт і послуг

за державні кошти

За порушення законодавства про здійснення закупі-

влі товарів, робіт і послуг за державні кошти законодавст-

вом встановлена адміністративна відповідальність у ви-

гляді штрафу (таблиця 13).

Таблиця 13

Стаття

Розмір штрафу у

Мінімальний

Максималь-

164-14

неоподатковува-

розмір

ний розмір

КУпАП

них мінімумах

штрафу, грн.

штрафу, грн.

Частина 1

700-1000

11 900

17 000

статті

Частина 2

статті (ско-

єння пра-

вопору-

1000-1500

17 000

25 500

шення по-

вторно

протягом

року)

204

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Терміни притягнення до адміністративної

відповідальності у випадку здійснення правопорушення

у сфері державних закупівель

Крім того, при визначенні винної особи у здійсненні

правопорушення у сфері державних закупівель, слід брати

до уваги й часові обмеження щодо притягнення її до такої

відповідальності.

Так, статтею 8 КУпАП (чинність Закону про відпові-

дальність за адміністративні правопорушення) визначено,

що особа, яка вчинила адміністративне правопорушення,

підлягає відповідальності на підставі Закону, що діє під час

і за місцем вчинення правопорушення.

Закони, які пом’якшують або скасовують відповіда-

льність за адміністративні правопорушення, мають зворот-

ну силу, тобто поширюються і на правопорушення, вчинені

до видання цих законів. Закони, які встановлюють або по-

силюють відповідальність за адміністративні правопору-

шення, зворотної сили не мають.

Статтею 38 КУпАП, що визначає строки накладення

адміністративного стягнення, встановлено, що стягнен-

ня за диспозицією статті 164-14 КУпАП може бути накла-

дено протягом трьох місяців з дня виявлення, але не пізні-

ше двох років з дня його вчинення (зазначена норма набра-

ла чинності з 02 жовтня 2011 року).

Відповідно до вимог частини 1 статті 58 Конституції

України, яка закріпила положення щодо неприпустимості

зворотної дії в часі законів та інших нормативно-правових

актів, якщо правопорушення було скоєне до 02 жовтня

2011 року, то адміністративна справа щодо винної посадо-

вої особи повинна бути закрита у зв’язку із закінченням

строків притягнення до адміністративної відповідальності.

205

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Можливі підстави звільнення винних осіб від

адміністративної відповідальності:

– винна посадова особа скоїла правопорушення за

статтею 164-14 КУпАП у стані крайньої необхідності, не-

обхідної оборони або в стані неосудності, не підлягає адмі-

ністративній відповідальності (статті 17, 18, 19, 20

КУпАП);

– військовослужбовці і призвані на збори військово-

зобов’язані, а також особи рядового і начальницького скла-

дів органів внутрішніх справ несуть відповідальність за ад-

міністративні правопорушення, передбачені статтею 164-14

КупАП згідно з дисциплінарними статутами (стаття 15

КУпАП);

– особа, яка вчинила адміністративне правопору-

шення, звільняється від адміністративної відповідальності з

передачею матеріалів на розгляд громадської організації

або трудового колективу, якщо з урахуванням характеру

вчиненого правопорушення і особи правопорушника до

нього доцільно застосувати захід громадського впливу

(стаття 21 КУпАП);

– при малозначності вчиненого адміністративного

правопорушення орган (посадова особа), уповноважений

вирішувати справу, може звільнити порушника від адмініст-

ративної відповідальності і обмежитись усним зауваженням.

Водночас, нормами КУпАП де-факто не передбачено

підстави звільнення від адміністративної відповідальності

особи, яка вчинила адміністративне правопорушення, у

зв’язку з її звільненням із займаної посади, знаходженням у

відрядженні, відпустці, на лікарняному тощо, а тому вище-

зазначені особи мають нести адміністративну відповідаль-

ність на загальних підставах, зважаючи на особливості

норм КУпАП та Закону № 2289.

206

РОЗДІЛ 4. ПІДСТАВИ ЗАСТОСУВАННЯ ОРГАНАМИ ДЕРЖФІНІНСПЕКЦІЇ

УКРАЇНИ АДМІНІСТРАТИВНОЇ ВІДПОВІДАЛЬНОСТІ ЗА ПОРУШЕННЯ

ЗАКОНОДАВСТВА ПРО ЗДІЙСНЕННЯ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Разом з тим не слід забувати, що провадження у спра-

ві про адміністративне правопорушення не може бути роз-

почато, а розпочате підлягає закриттю за обставин, перед-

бачених статтею 247 КУпАП:

1) відсутність події та складу адміністративного пра-

вопорушення;

2) недосягнення особою на момент вчинення адмініс-

тративного правопорушення шістнадцятирічного віку;

3) неосудність особи, якою вчинено протиправну дію

чи допущено бездіяльність;

4) вчинення дії особою у стані крайньої необхідності

або необхідної оборони;

5) видання акта амністії, якщо він усуває застосування

адміністративного стягнення;

6) скасування акта, який встановлює адміністративну

відповідальність;

7) закінчення на момент розгляду справи про адмініс-

тративне правопорушення термінів, передбачених статтею

38 КУпАП;

8) наявність щодо особи, яка притягується до адмініс-

тративної відповідальності, постанови компетентного орга-

ну (посадової особи) про накладення адміністративного

стягнення або нескасованої постанови про закриття справи

про адміністративне правопорушення за тим самим фактом,

а також порушення за даним фактом кримінальної справи;

9) смерть особи, щодо якої було розпочато прова-

дження у справі.

207

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

РОЗДІЛ 5.

РЕАЛІЗАЦІЯ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ МАТЕРІАЛІВ

КОНТРОЛЬНИХ ЗАХОДІВ ЩОДО ДОТРИМАННЯ

ЗАКОНОДАВСТВА У СФЕРІ ДЕРЖАВНИХ

ЗАКУПІВЕЛЬ

Відповідно до статті 2 Закону про ДФК головними

завданнями органу державного фінансового контролю –

Державної фінансової інспекції України є: здійснення

державного фінансового контролю за використанням і збе-

реженням державних фінансових ресурсів, необоротних та

інших активів, правильністю визначення потреби в бюдже-

тних коштах та взяттям зобов’язань, ефективним викорис-

танням коштів і майна, станом і достовірністю бухгалтер-

ського обліку і фінансової звітності у міністерствах та ін-

ших органах виконавчої влади, державних фондах, фондах

загальнообов’язкового державного соціального страхуван-

ня, бюджетних установах і суб’єктах господарювання дер-

жавного сектору економіки, а також на підприємствах, в

установах та організаціях, які отримують (отримували у

періоді, який перевіряється) кошти з бюджетів усіх рівнів,

державних фондів та фондів загальнообов’язкового держа-

вного соціального страхування або використовують (вико-

ристовували у періоді, який перевіряється) державне чи

комунальне майно (далі по тексту – підконтрольні устано-

ви), за дотриманням законодавства на всіх стадіях бюджет-

ного процесу щодо державного і місцевих бюджетів, до-

триманням законодавства про державні закупівлі, діяльніс-

тю суб’єктів господарської діяльності незалежно від форми

власності, які не віднесені законодавством до підконтроль-

них установ, за рішенням суду, винесеним на підставі по-

дання прокурора або слідчого для забезпечення розсліду-

вання кримінальної справи.

208

РОЗДІЛ 5. РЕАЛІЗАЦІЯ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ ІНСПЕКЦІЇ

УКРАЇНИ МАТЕРІАЛІВ КОНТРОЛЬНИХ ЗАХОДІВ ЩОДО ДОТРИМАННЯ

ЗАКОНОДАВСТВА У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

При цьому, державний фінансовий контроль забез-

печується Держфінінспекцією України через проведення

державного фінансового аудита, перевірки державних

закупівель та інспектування.

Відповідно до вимог пунктів 7, 8, 9, 10, 13, 15 статті

10 Закону про ДФК органи Держфінінспекції України з

метою належної реалізації матеріалів контрольних за-

ходів, зокрема, мають право:

– пред’являти керівникам та іншим особам підпри-

ємств, установ та організацій, що контролюються,

обов’язкові до виконання вимоги щодо усунення виявлених

порушень законодавства, вилучати в судовому порядку до

бюджету виявлені ревізіями приховані і занижені валютні

та інші платежі, ставити перед відповідними органами пи-

тання про припинення бюджетного фінансування і креди-

тування, якщо отримані підприємствами, установами та ор-

ганізаціями кошти і позички використовуються з порушен-

ням чинного законодавства;

– порушувати перед відповідними державними орга-

нами питання про визнання недійсними договорів, укладе-

них із порушенням законодавства, у судовому порядку стя-

гувати у дохід держави кошти, отримані підконтрольними

установами за незаконними договорами, без установлених

законом підстав та з порушенням законодавства;

– накладати у випадках, передбачених законодавчими

актами, на керівників та інших службових осіб підконтро-

льних установ, адміністративні стягнення;

– звертатися до суду в інтересах держави, якщо під-

контрольною установою не забезпечено виконання вимог

щодо усунення виявлених під час здійснення державного

фінансового контролю порушень законодавства з питань

збереження і використання активів;

209

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

– при виявленні збитків, завданих державі чи підпри-

ємству, установі, організації, що контролюється, визначати

їх розмір у встановленому законодавством порядку;

– порушувати перед керівниками відповідних органів

державної влади, органів місцевого самоврядування, під-

приємств, установ та організацій питання про притягнення

до відповідальності осіб, винних у допущених порушеннях.

Основною метою реалізації матеріалів контроль-

них заходів є забезпечення усунення виявлених порушень

законодавства, відшкодування завданих державі та об’єкту

контролю збитків, притягнення винних осіб до відповіда-

льності.

Реалізація матеріалів контрольного заходу

на об’єкті контролю

Відшкодування збитків та усунення порушень за-

конодавства розпочинається вже під час проведення ре-

візії – керівник ревізійної групи повинен усно рекоменду-

вати керівнику об’єкта контролю невідкладно вжити

заходів для їх усунення та запобігання у подальшому.

Водночас, якщо вжитими в період ревізії заходами не

забезпечено повне усунення виявлених порушень, органом

Держфінінспекції у строк не пізніше ніж 10 робочих днів

після реєстрації акта ревізії, а у разі надходження запере-

чень (зауважень) до нього – не пізніше ніж 3 робочих дні

після надіслання висновків на такі заперечення (зауважен-

ня) надсилається об’єкту контролю письмова вимога щодо

усунення виявлених ревізією порушень законодавства із

зазначенням строку зворотного інформування (пункт 46

Порядку проведення інспектування Державною фінансо-

вою інспекцією, її територіальними органами, затвердже-

ного постановою Кабінету Міністрів України від 20.04.2006

№ 550, зі змінами, (далі по тексту – Постанова № 550).

210

РОЗДІЛ 5. РЕАЛІЗАЦІЯ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ ІНСПЕКЦІЇ

УКРАЇНИ МАТЕРІАЛІВ КОНТРОЛЬНИХ ЗАХОДІВ ЩОДО ДОТРИМАННЯ

ЗАКОНОДАВСТВА У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Про усунення виявлених ревізією фактів порушення

законодавства цей об’єкт контролю у строк, визначений

вимогою про їх усунення, повинен інформувати відповід-

ний орган Держфінінспекції з поданням завірених копій

первинних, розпорядчих та інших документів, що підтвер-

джують усунення порушень.

Разом з тим, у разі невиконання підконтрольною

установою вимог про усунення порушень, виявлених в ході

контрольного заходу, орган Держфінінспекції, яким він

проводився, не пізніше 10-ти робочих днів з дня закінчення

визначеного вимогою органу Держфінінспеції строку зво-

ротного інформування об’єктом контролю про усунення

виявлених ревізією порушень законодавства, подає відпо-

відні документи для звернення до суду.

Слід пам’ятати, що згідно до вимог статті 15 Закону

про ДФК службові особи органу державного фінансового

контролю є представниками органів виконавчої влади, а

законні вимоги службових осіб органу державного фінан-

сового контролю є обов’язковими для виконання службо-

вими особами об’єктів, що контролюються.

Поряд з цим, у межах наданих прав органи Держ-

фінінспекції вживають заходів для забезпечення притя-

гнення до адміністративної, дисциплінарної та матері-

альної відповідальності винних у допущенні порушень

працівників об’єктів контролю.

Стосовно притягнення до дисциплінарної та матеріа-

льної відповідальності винних у допущенні порушень пра-

цівників об’єкту контролю, то органи Держфінінспекції по-

вноважень на притягнення до таких видів відповідальності

не мають, однак такі вимоги ставляться до керівника

об’єкта контролю у обов’язковій вимозі та до вищого орга-

ну управління в інформації про результати контрольного

заходу.

211

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

У разі, коли контрольним заходом встановлено, що

діями чи бездіяльністю працівників об’єкта контролю дер-

жаві або підконтрольній установі заподіяна матеріальна

шкода, у вимозі зазначається про необхідність забезпечен-

ня керівником об’єкта контролю стягнення з винних осіб

завданої матеріальної шкоди. У випадку, коли матеріальну

шкоду заподіяно з вини керівника підконтрольної установи,

про це повідомляється орган управління об’єкта контролю

для вжиття відповідних заходів щодо стягнення з нього за-

вданої шкоди.

Відповідно до статті 130 Кодексу законів про працю

України (далі по тексту – КЗпП) працівники несуть матері-

альну відповідальність за шкоду, заподіяну підприємству,

установі, організації внаслідок порушення покладених на

них трудових обов’язків.

При покладенні матеріальної відповідальності права і

законні інтереси працівників гарантуються шляхом встано-

влення відповідальності тільки за пряму дійсну шкоду, ли-

ше в межах і порядку, передбачених законодавством, і за

умови, коли така шкода заподіяна підприємству, установі,

організації винними протиправними діями (бездіяльністю)

працівника. Ця відповідальність, як правило, обмежується

певною частиною заробітку працівника і не повинна пере-

вищувати повного розміру заподіяної шкоди, за винятком

випадків, передбачених законодавством.

За наявності зазначених підстав і умов матеріальна

відповідальність може бути покладена незалежно від при-

тягнення працівника до дисциплінарної, адміністративної

чи кримінальної відповідальності.

Згідно статті 132 КЗпП за шкоду, заподіяну підприєм-

ству, установі, організації при виконанні трудових

обов’язків, працівники, з вини яких заподіяно шкоду, не-

суть матеріальну відповідальність у розмірі прямої дійсної

шкоди, але не більше свого середнього місячного заробітку.

212

РОЗДІЛ 5. РЕАЛІЗАЦІЯ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ ІНСПЕКЦІЇ

УКРАЇНИ МАТЕРІАЛІВ КОНТРОЛЬНИХ ЗАХОДІВ ЩОДО ДОТРИМАННЯ

ЗАКОНОДАВСТВА У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Матеріальна відповідальність понад середній місяч-

ний заробіток допускається лише у випадках, зазначених у

законодавстві.

Відповідно до статті 133 КЗпП у відповідності з зако-

нодавством обмежену матеріальну відповідальність

несуть:

1) працівники – за зіпсування або знищення через не-

дбалість матеріалів, напівфабрикатів, виробів (продукції), в

тому числі при їх виготовленні, – у розмірі заподіяної з їх

вини шкоди, але не більше свого середнього місячного за-

робітку. В такому ж розмірі працівники несуть матеріальну

відповідальність за зіпсування або знищення через недба-

лість інструментів, вимірювальних приладів, спеціального

одягу та інших предметів, виданих підприємством, устано-

вою, організацією працівникові в користування;

2) керівники підприємств, установ, організацій та їх

заступники, а також керівники структурних підрозділів на

підприємствах, в установах, організаціях та їх заступники –

у розмірі заподіяної з їх вини шкоди, але не більше свого

середнього місячного заробітку, якщо шкоду підприємству,

установі, організації заподіяно зайвими грошовими випла-

тами, неправильною постановкою обліку і зберігання мате-

ріальних, грошових чи культурних цінностей, невжиттям

необхідних заходів до запобігання простоям, випускові не-

доброякісної продукції, розкраданню, знищенню і зіпсуттю

матеріальних, грошових чи культурних цінностей.

Згідно з частинами 1, 6 статті 134 КЗпП відповідно до

законодавства працівники несуть матеріальну відповіда-

льність у повному розмірі шкоди, заподіяної з їх вини

підприємству, установі, організації, у випадках, коли: між

працівником і підприємством, установою, організацією від-

повідно до вимог статті 135-1 КЗпП укладено письмовий

договір про взяття на себе працівником повної матеріальної

відповідальності за незабезпечення цілості майна та інших

213

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

цінностей, переданих йому для зберігання або для інших

цілей; відповідно до законодавства на працівника покладе-

но повну матеріальну відповідальність за шкоду, заподіяну

підприємству, установі, організації при виконанні трудових

обов’язків.

Відповідно до частин 1, 2 статті 135-3 КЗпП розмір

заподіяної підприємству, установі, організації шкоди ви-

значається за фактичними втратами, на підставі даних бух-

галтерського обліку, виходячи з балансової вартості (собі-

вартості) матеріальних цінностей за вирахуванням зносу

згідно з установленими нормами.

У разі розкрадання, недостачі, умисного знищення

або умисного зіпсуття матеріальних цінностей розмір шко-

ди визначається за цінами, що діють у даній місцевості на

день відшкодування шкоди.

Згідно до статті 136 КЗпП покриття шкоди працівни-

ками в розмірі, що не перевищує середньогомісячного за-

робітку, провадиться за розпорядженням власника або упо-

вноваженого ним органу, керівниками підприємств, уста-

нов, організацій та їх заступниками – за розпорядженням

вищестоящого в порядку підлеглості органу шляхом відра-

хування із заробітної плати працівника.

Розпорядження власника або уповноваженого ним ор-

гану, або вищестоящого в порядку підлеглості органу має

бути зроблено не пізніше двох тижнів з дня виявлення за-

подіяної працівником шкоди і звернено до виконання не

раніше семи днів з дня повідомлення про це працівникові.

Якщо працівник не згоден з відрахуванням або його розмі-

ром, трудовий спір за його заявою розглядається в порядку,

передбаченому законодавством.

У решті випадків покриття шкоди провадиться шля-

хом подання власником або уповноваженим ним органом

позову до районного, районного у місті, міського чи міськ-

районного суду.

214

РОЗДІЛ 5. РЕАЛІЗАЦІЯ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ ІНСПЕКЦІЇ

УКРАЇНИ МАТЕРІАЛІВ КОНТРОЛЬНИХ ЗАХОДІВ ЩОДО ДОТРИМАННЯ

ЗАКОНОДАВСТВА У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Стягнення з керівників підприємств, установ, органі-

зацій та їх заступників матеріальної шкоди в судовому по-

рядку провадиться за позовом вищестоящого в порядку

підлеглості органу або за заявою прокурора.

Реалізація матеріалів контрольного заходу в органі

управління, інших державних органах

Також, у разі виявлення контрольним заходом фактів

порушення законів та інших нормативно-правових актів,

органу управління об’єкта контролю та за необхідності від-

повідним органам державної влади та органам місцевого

самоврядування направляється інформація про результати

ревізії.

Зазначена інформація направляється у строк не пізні-

ше ніж 10 робочих днів після реєстрації акта ревізії, а у разі

надходження заперечень (зауважень) до нього – не пізніше

ніж З робочих дні після надіслання висновків на такі запе-

речення (зауваження).

При цьому, державні фінансові інспекції в Автоном-

ній Республіці Крим, областях, містах Києві та Севастополі

можуть направляти інформації до органів влади на рівні

області, району або окремого міста, села чи селища, а дер-

жавні фінансові інспекції в районах, містах, міжрайонні,

об’єднані в районах та містах державні фінансові інспекції

– лише на рівні району або окремого міста, села чи селища.

Інформування центральних органів виконавчої вла-

ди за результатами контрольних заходів, проведеної за

централізованим дорученням Держфінінспекції України,

здійснюється виключно Держфінінспекцією України за

поданням відповідних територіальних органів.

215

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

При цьому, пунктом 2 постанови Кабінету Міністрів

України „Про стан фінансово – бюджетної дисципліни, за-

ходи щодо посилення боротьби з корупцією та контролю за

використанням державного майна і фінансових ресурсів”

від 29.11.2006 № 1673 встановлено, що підставою для

розгляду питання про відповідність займаній посаді ке-

рівників центральних і місцевих органів виконавчої вла-

ди, бюджетних установ або розірвання контракту з ке-

рівниками суб’єктів господарювання державного секто-

ру економіки є недотримання ними фінансового та бю-

джетного законодавства, а також незабезпечення ви-

конання в установлені строки законних вимог Держав-

ної фінансової інспекції та її територіальних органів.

Крім того, Державна фінансова інспекція та її терито-

ріальні органи у зазначених випадках забезпечити внесення

Кабінетові Міністрів України, міністерствам, іншим

центральним та місцевим органам виконавчої влади пропо-

зицій щодо розгляду питання про відповідність керівників

займаним посадам.

Поряд з цим, підпунктом 1 пункту 1 Розпорядження

Кабінету Міністрів України „Питання зміцнення фінансо-

во-бюджетної дисципліни” від 19.01.2011 № 148-р перед-

бачено міністерствам, іншим центральним органам вико-

навчої влади забезпечувати: безперешкодне надання орга-

нам Держфінінспекції України документів, необхідних для

проведення контрольних заходів; у разі звернення органу

Держфінінспекції України участь посадових осіб такого

органу у засіданнях комітетів з конкурсних торгів; усунен-

ня за результатами контрольних заходів, проведених орга-

нами Держфінінспекції, виявлених порушень і вжиття за-

ходів щодо притягнення винних осіб до відповідальності.

Крім того, вищезазначені органи зобов’язано розгля-

дати відповідно до законодавства питання доцільності пе-

ребування на посаді керівників бюджетних установ та

216

РОЗДІЛ 5. РЕАЛІЗАЦІЯ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ ІНСПЕКЦІЇ

УКРАЇНИ МАТЕРІАЛІВ КОНТРОЛЬНИХ ЗАХОДІВ ЩОДО ДОТРИМАННЯ

ЗАКОНОДАВСТВА У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

суб’єктів господарювання державного сектору економіки,

якими не забезпечено здійснення належного контролю за

збереженням і використанням державних ресурсів, допу-

щено факти порушення законодавства з фінансових питань,

перешкоджання проведенню органами Держфінінспекції

України контрольних заходів або невиконання їх законних

вимог щодо усунення виявлених порушень.

Реалізація матеріалів контрольного заходу

в правоохоронних органах

У разі проведення ревізії на підставі звернення право-

охоронних органів, а також коли ревізією, проведеною з

інших підстав, виявлено порушення, за які передбачено

кримінальну відповідальність або які містять ознаки кору-

пційних діянь, матеріали ревізії передаються до правоохо-

ронних органів у строк не пізніше ніж 10 робочих днів піс-

ля реєстрації акта ревізії, а у разі надходження заперечень

(зауважень) до нього – не пізніше ніж 3 робочих дні після

надіслання висновків на такі заперечення (зауваження).

Матеріали ревізій передаються тому правоохорон-

ному органу, до компетенції якого входить їх розгляд та

прийняття рішення за підслідністю, яка визначена ви-

могами Кримінально – процесуального кодексу України.

Разом з тим, відповідно до пункту 5.2 Порядку взає-

модії органів державної контрольно-ревізійної служби, ор-

ганів прокуратури, внутрішніх справ, Служби безпеки

України, затвердженого наказом ГоловКРУ України, МВС

України, СБ України, Генеральної прокуратури України від

19.10.2006 року № 346/1025/685/53 (далі по тексту – Поря-

док взаємодії) при проведенні контрольного заходу за звер-

ненням правоохоронного органу матеріали такого заходу

не пізніше десяти робочих днів після реєстрації акту ревізії,

217

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

а у випадках надходження заперечень (зауважень) до нього

– не пізніше трьох робочих днів після направлення виснов-

ків на такі заперечення (зауваження), в обов’язковому по-

рядку передаються до правоохоронного органу, при цьому

незважаючи на те, чи встановлено таким заходом порушен-

ня, чи ні.

При передачі матеріалів про виявлені порушення в

листі до правоохоронного органу коротко зазначається:

– коли, ким, на якій підставі і за який період проводи-

вся контрольний захід;

– встановлені факти основних порушень законодавст-

ва (назва, дата, номер, стаття чи пункт нормативно-

правового акта), розмір матеріальної шкоди (збитків) та по-

садові (службові) особи, внаслідок дій або бездіяльності

яких допущено порушення законодавства та завдано мате-

ріальну шкоду (збитки);

– ознаки якого саме кримінального злочину вбача-

ються в порушенні, виявленому під час контрольного захо-

ду, або в чому саме полягає корупційне діяння;

– які заходи для усунення порушень законодавства

та відшкодування матеріальної шкоди (збитків) вжито ор-

ганом Держфінінспекції та керівництвом об’єкта контролю;

– інформацію щодо заповнення та повернення картки

– повідомлення (результати розгляду матеріалів) правоохо-

ронним органом протягом 30 календарних днів.

Разом з тим, матеріали контрольного заходу, які

передаються до правоохоронного органу в повному обсязі,

мають містити такі документи:

– оригінал акта контрольного заходу з додатками, на

які є посилання в ньому;

– заперечення (зауваження) об’єкта контролю до акта

ревізії та висновки органу Держфінінспекції до них;

– копію повідомлення правоохоронному органу про

доцільність вилучення документів (якщо в ході контроль-

218

РОЗДІЛ 5. РЕАЛІЗАЦІЯ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ ІНСПЕКЦІЇ

УКРАЇНИ МАТЕРІАЛІВ КОНТРОЛЬНИХ ЗАХОДІВ ЩОДО ДОТРИМАННЯ

ЗАКОНОДАВСТВА У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

ного заходу тимчасово вилучалися документи у зв’язку з їх

підробленням або виявленими порушеннями з ознаками

зловживань);

– опис документів, що додаються до супровідного

листа.

При цьому, порушення у листі про передачу матеріа-

лів повинні бути побудовані у хронологічному порядку від

найбільшої суми порушень до найменшої, кожне порушен-

ня повинно бути відокремлено за номером.

Порушення, які не призвели до збитків та не тягнуть

за собою настання кримінальної відповідальності або не

містять ознак корупційних діянь, відображаються в супро-

відних листах стисло (в межах одного абзацу).

Якщо контрольним заходом встановлено, що державі

або підконтрольній установі заподіяна матеріальна шкода,

у супровідному листі до органів прокуратури ставиться пи-

тання про ініціювання прокуратурою відповідно до статті

36-1 Закону України „Про прокуратуру” від 05.11.1991 №

1789-ХІІ, зі змінами, позову в інтересах держави з подаль-

шим інформуванням органів Держфінінспекції щодо при-

йнятого рішення.

Відповідно до Порядку взаємодії правоохоронний

орган протягом 30 календарних днів з дня надходження

відповідних матеріалів направляє органу Держфінінспек-

ції інформацію про прийняте рішення за результатами їх

розгляду.

Органи Держфінінспекції проводять з правоохорон-

ними органами щоквартальні (у межах звітного року) звір-

ки результатів розгляду переданих у звітному кварталі ма-

теріалів ревізій, у яких зафіксовано факти порушень, про

які у органів Держфінінспекції немає інформації.

Поряд з цим, якщо контрольним заходом були вияв-

лені порушення законодавства, за які не передбачено

кримінальну відповідальність, або які не містять ознаки

219

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

корупційних діянь, відповідний орган Держфінінспекції

може лише інформувати про такі порушення правоохо-

ронні органи.

Визначення збитків у разі порушень законодавства

у сфері закупівель

Протягом 2010 – 2011 років основні засади визначен-

ня суми збитків внаслідок порушення законодавства у сфе-

рі закупівель за державні кошти встановлювались Методи-

чними рекомендаціями з визначення суми збитків у разі

порушення законодавства у сфері закупівель, затверджени-

ми наказом ГоловКРУ України від 13.04.2010 № 89, що на

даний час втратив чинність.

Разом з тим, відповідно до підпункту 21 пункту 6 По-

ложення про Державну фінансову інспекцію України, за-

твердженого Указом Президента України від 23.04.2011

року № 499, Держфінінспекція для виконання покладе-

них на неї завдань має право у встановленому порядку

при виявленні збитків, завданих державні чи об’єкту ко-

нтролю, визначити їх розмір згідно з методикою, за-

твердженою Кабінетом Міністрів України.

Проте, на даний час нормативно – правовий акт, який

встановлює процедуру визначення (розрахунку) збитків,

завданих державі та/або об’єкту контролю, визначення їх

розміру згідно з методикою, затвердженою Кабінетом Мі-

ністрів України, відсутній.

Поряд з цим, Законом про ДФК (стаття 10) визначено,

що органи Держфінінспекції мають право при виявленні

збитків, завданих державі чи підприємству, установі,

організації, що контролюється, визначати їх розмір у

встановленому законодавством порядку.

Таким чином, у разі виявлення в ході контрольних за-

ходів порушень Закону України „Про здійснення держав-

220

РОЗДІЛ 5. РЕАЛІЗАЦІЯ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ ІНСПЕКЦІЇ

УКРАЇНИ МАТЕРІАЛІВ КОНТРОЛЬНИХ ЗАХОДІВ ЩОДО ДОТРИМАННЯ

ЗАКОНОДАВСТВА У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

них закупівель” при здійсненні конкурсних процедур або

здійсненні закупівель без проведення процедур, встановле-

них даним Законом, розмір завданих вказаними порушен-

нями збитків державі або об’єкту контролю, визначається з

врахуванням діючих нормативно-правових актів.

На даний час позиція Держфінінспекції України щодо

визначення збитків при порушенні законодавства у сфері

державних закупівель ґрунтується на цілій низці норматив-

но – правових актів.

Зокрема, відповідно до статті 22 Цивільного кодексу

України збитками є:

1) втрати, яких особа зазнала у зв’язку зі знищенням

або пошкодженням речі, а також витрати, які особа зробила

або мусить зробити для відновлення свого порушеного

права (реальні збитки);

2) доходи, які особа могла б реально одержати за зви-

чайних обставин, якби її право не було порушене (упущена

вигода).

Крім того, відповідно до пункту 1.3 Порядку взаємодії

матеріальна шкода (збитки) – це вартість втрачених ак-

тивів або недоотриманих доходів, яка визначається за да-

ними бухгалтерського обліку і фінансової звітності об'єкта

контролю або експертною оцінкою та іншими визначеними

законодавством способами

Відповідно до частини 3 статті 623 Цивільного кодек-

су України збитки визначаються з урахуванням ринкових

цін, що існували на день добровільного задоволення борж-

ником вимоги кредитора у місці, де зобов’язання має бути

виконане, а якщо вимога не була задоволена добровільно, –

у день пред’явлення позову, якщо інше не встановлено до-

говором або законом. Суд може задовольнити вимогу про

відшкодування збитків, беручи до уваги ринкові ціни, що

існували на день ухвалення рішення.

221

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Відповідно до частин 3 та 4 статті 225 Господарського

кодексу України при визначенні розміру збитків, якщо ін-

ше не передбачено законом або договором, враховуються

ціни, що існували за місцем виконання зобов’язання на

день задоволення боржником у добровільному порядку ви-

моги сторони, яка зазнала збитків, а у разі якщо вимогу не

задоволено у добровільному порядку, – на день подання до

суду відповідного позову про стягнення збитків.

Згідно до вимог цивільного законодавства України,

реальними збитками є втрати, яких особа зазнала у зв’язку

зі знищенням або пошкодженням речі, а також витрати, які

особа зробила або мусить зробити для відновлення свого

порушеного права.

Стаття 225 Господарського кодексу України визначає,

що до складу збитків відноситься не лише вартість

втраченого, пошкодженого або знищеного майна, дода-

ткові витрати, не одержаний прибуток, а й матеріаль-

на компенсація моральної шкоди.

До додаткових витрат належать штрафи, вартість до-

даткових робіт, додатково витрачені матеріали, тощо, поне-

сені стороною, яка зазнала збитків внаслідок порушення

зобов’язання другою стороною.

При цьому, під втратою активів розуміється безпово-

ротне зменшення активів через: перерахування (сплату)

коштів; відчуження, недостачу, знищення (псування) чи

придбання неліквідного (зіпсованого) майна; втрату борж-

ника у зобов’язанні; зменшення частки державної (комуна-

льної) власності у статутному фонді господарського това-

риства.

Відповідно до підпункту 2 пункту 6 Положення про

Державну фінансову інспекцію України, затвердженого

Указом Президента України від 23.04.2011 № 499, Держфі-

нінспекція України для виконання покладених на неї за-

вдань має право в установленому порядку одержувати від

222

РОЗДІЛ 5. РЕАЛІЗАЦІЯ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ ІНСПЕКЦІЇ

УКРАЇНИ МАТЕРІАЛІВ КОНТРОЛЬНИХ ЗАХОДІВ ЩОДО ДОТРИМАННЯ

ЗАКОНОДАВСТВА У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

державних органів та органів місцевого самоврядування,

підприємств, установ, організацій усіх форм власності, ін-

ших юридичних осіб та їх посадових осіб, фізичних осіб –

підприємців інформацію, документи і матеріали, необхідні

для виконання покладених на Держфінінспекцію України

та її територіальні органи завдань.

Отже, при виявлені фактів порушень законодавства у

сфері державних закупівель втрата активів об’єкту контро-

лю визначається з урахуванням даних бухгалтерського об-

ліку підконтрольної установи та інформації про ціни на

відповідні товари, роботи та послуги, отриманої від упов-

новажених органів.

Водночас, при проведенні за зверненнями правоохо-

ронних органів контрольних заходів для забезпечення

розслідування кримінальних справ для визначення розмі-

ру завданих збитків, встановлення факту втрати акти-

вів, зокрема, оцінки вартості майна, органи Держфінін-

спекції ініціюють перед відповідним правоохоронним ор-

ганом проведення в порядку, встановленому Криміналь-

но-процесуальним кодексом України, експертної оцінки

розміру збитків, завданих придбанням товарів, робіт та

послуг із порушенням законодавства у сфері державних

закупівель.

Направлення інформації до Державної служби

фінансового моніторингу України

У разі виявлення при проведенні контрольного за-

ходу (за виключенням проведених за зверненням право-

охоронного органу) фінансових операцій, які згідно із За-

коном України „Про запобігання та протидію легалізації

(відмиванню) доходів, одержаних злочинним шляхом” від

28.11.2002 № 249-IV, зі змінами, (далі по тексту – Закон

№ 249), підлягають фінансовому моніторингу, про це ін-

223

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

формується Державна служба фінансового моніторингу

України.

Згідно до вимог постанови Кабінету Міністрів Украї-

ни від 25.08.2010 № 759 „Про затвердження Порядку на-

дання органами державної влади інформації про фінансові

операції до Державної служби фінансового моніторингу”

інформація про фінансову операцію надається органами

державної влади не пізніше десяти календарних днів з дня

встановлення підозр, що вона пов’язана з легалізацією

(відмиванням) доходів, одержаних злочинним шляхом, або

фінансуванням тероризму або пов’язана з особами, стосов-

но яких застосовані міжнародні санкції.

Разом з тим, інформація про фінансову операцію на-

дається в письмовій формі за підписом уповноваженої осо-

би органу державної влади.

Інформація про фінансову операцію повинна міс-

тити такі відомості:

– дата проведення фінансової операції (відмови в її

проведенні, її зупинення);

– сума фінансової операції;

– зміст фінансової операції;

– відомості щодо учасників фінансової операції;

– підстави обгрунтованої підозри стосовно того, що

фінансова операція пов’язана з легалізацією (відмиванням)

доходів, одержаних злочинним шляхом, або фінансуванням

тероризму або пов’язана з особами, стосовно яких застосо-

вані міжнародні санкції;

– інші відомості про фінансову операцію (у разі наяв-

ності).

При цьому, за наявності відповідних документів щодо

проведення фінансової операції орган державної влади та-

кож подає копії таких документів, завірені в установленому

законодавством порядку.

224

РОЗДІЛ 5. РЕАЛІЗАЦІЯ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ ІНСПЕКЦІЇ

УКРАЇНИ МАТЕРІАЛІВ КОНТРОЛЬНИХ ЗАХОДІВ ЩОДО ДОТРИМАННЯ

ЗАКОНОДАВСТВА У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

На виконання вищезазначеного нормативного акту

Уряду, з метою забезпечення єдиного методологічного під-

ходу до порядку інформування про виявлені органами Де-

ржфінінспекції України фінансові операції, які підлягають

фінансовому моніторингу, наказом Держфінінспекції Укра-

їни від 02.08.2013 за № 179 затверджено Методичні реко-

мендації з питань інформування про виявлені органами Де-

ржфінінспекції України фінансові операції, які підлягають

фінансовому моніторингу.

Зокрема, відповідно до вимог статті 15 Закону № 249

фінансова операція, яка здійснена об’єктом контролю, який

підлягає обов’язковому фінансовому моніторингу, якщо

сума, на яку вона проводиться, дорівнює чи перевищує

150 000 гривень (для суб’єктів господарювання,які прово-

дять азартні ігри, – 13 000 гривень) або дорівнює чи пере-

вищує суму в іноземній валюті, еквівалентній 150 000 гри-

вень (для суб’єктів господарювання, які проводять азартні

ігри, – 13 000 гривень), має одну або більше ознак, наведе-

них нижче:

 переказ грошових коштів на анонімний (номер-

ний) рахунок за кордон і надходження грошових коштів з

анонімного (номерного) разунку із-за кордону, а також пе-

реказ коштів на рахунок, відкритий у фінансовій установі в

країні, що віднесена Кабінетом Міністрів України до пере-

ліку офшорних зон (у відповідності до вимог розпоряджен-

ня Кабінету Міністрів України від 23.02.2011 № 143-р);

 купівля-продаж чеків, дорожніх чеків або інших

подібних платіжних засобів за готівку;

 зарахування або переказ коштів, надання або

отримання кредиту (позики), проведення інших фінансових

операцій у разі, якщо б хоча б одна із сторін – учасників

фінансової операції є фізичною або юридичною особою, що

має відповідну реєстрацію, місце проживання чи місцезна-

ходження в країні (на території), що не виконують чи не

225

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

належним чином виконують рекомендації міжнародних,

міжурядових організацій, що здійснюють діяльність у сфері

боротьби з легалізацією (відмиванням) доходів, одержаних

злочинним шляхом, або фінансуванням тероризму, або од-

нією із сторін є особа, яка має рахунок у банку, зареєстро-

ваному у вищезазначеній країні (території). Перелік таких

країн (територій) визначається відповідно до постанови Ка-

бінету Міністрів України від 25.08.2010 № 765 „Про поря-

док визначення країн (територій), що не виконують чи не-

належним чином виконують рекомендації міжнародних,

міжурядових організацій, що здійснюють діяльність у сфері

боротьби з легалізацією (відмиванням) доходів, одержаних

злочинним шляхом, або фінансуванням тероризму”, на ос-

нові висновків міжнародних, міжурядових організацій,

одержаних злочинним шляхом, або фінансуванню терориз-

му, і підлягає опублікуванню;

 зарахування на рахунок коштів у готівковій формі

з їх подальшим переказом того самого або наступного опе-

раційного дня іншій особі;

 зарахування коштів на поточний рахунок юридич-

ної або фізичної особи-підприємця чи списання коштів з по-

точного рахунка юридичної або фізичної особи-підприємця,

період діяльності якої не перевищує трьох місяців з дня ре-

єстрації, або зарахування коштів на поточний рахунок чи

списання готівки з поточного рахунка юридичної або фізич-

ної особи-підприємця у разі, якщо операції на зазначеному

рахунку не здійснювалися з дня його відкриття;

 переказ особою коштів за кордон за відсутності

зовнішньоекономічного договору (контракту);

 обмін банкнот, особливо іноземної валюти, на

банкноти іншого номіналу;

 проведення фінансових операцій з цінними папе-

рами на пред’явника, не депонованими в депозитарних

установах;

226

РОЗДІЛ 5. РЕАЛІЗАЦІЯ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ ІНСПЕКЦІЇ

УКРАЇНИ МАТЕРІАЛІВ КОНТРОЛЬНИХ ЗАХОДІВ ЩОДО ДОТРИМАННЯ

ЗАКОНОДАВСТВА У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

 проведення фінансових операцій з векселями з

бланковим індосаментом або індосаментом на пред’явника;

 здійснення розрахунку за фінансовою операцією у

готівковій формі;

 проведення фінансових операцій за правочинами,

форма розрахунків за якими не визначена;

 одержання (сплата, переказ) страхового (перестра-

хового) платежу (страхового внеску, страхової премії);

 проведення страхової виплати або страхового від-

шкодування;

 виплата (передача) особі виграшу в лотерею, при-

дбання фішок, жетонів, внесення в інший спосіб плати за

право участі в азартній грі, виплата (передача) виграшу

суб’єктом господарювання, який проводить азартні ігри;

 здійснення розрахунків за зовнішньоекономічним

контрактом, що не передбачає фактичного постачання на

митну територію України товарів, робіт і послуг;

 надання кредитних коштів особі, яка є членом не-

банківської кредитної установи, в один і той самий день

декілька разів, за умови, що загальна сума фінансових опе-

рацій дорівнює чи перевищує суму, визначену частиною 1

статті 15 Закону № 249.

Для цього, при проведенні контрольного заходу пра-

цівники органів Держфінінспекції детально досліджують

операції:

 які мають заплутаний або незвичний характер та

не містять очевидного економічного сенсу або очевидної

законної мети;

 якщо є невідповідність фінансової операції харак-

теру та змісту діяльності клієнта;

 у разі виявлення фактів неодноразового проведення

фінансових операцій, характер яких дає підстави вважати,

що метою їх здійснення є уникнення процедур

обов’язкового фінансового моніторингу або ідентифікації,

227

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

передбачених Законом № 249 (зокрема, дві чи більше фінан-

сові операції, що проводяться клієнтом протягом одного ро-

бочого дня з однією особою та можуть бути пов’язані між

собою, за умови, що їх загальна сума дорівнює чи переви-

щує суму, визначену частиною 1 статті 15 Закону № 249).

У матеріалах контрольних заходів зазначені фінансові

операції описуються, проте, суб’єктивні припущення не

допускаються та висновки, що не належать до компетенції

органів Держфінінспекції, не робляться.

Інформація щодо підозр, що виявлена фінансова

операція підлягає фінансовому моніторингу та пов’язана

з легалізацією (відмиванням) доходів, одержанних зло-

чинним шляхом, або фінансуванням терроризму чи

пов’язана з особами, стосовно яких застосовані міжнаро-

дні санкції, яка передається органами Держфінінспекції

України до Державної служби фінансового моніторингу

України, має містити:

 повне найменування об’єкта контролю, його іден-

тифікаційний код за ЄДРПОУ, адресу, форму власності та

вид діяльності;

 МФО і назву банку, в якому проведено фінансові

операції об’єктом контролю;

 банківські рахунки, за якими проведено фінансові

операції об’єктом контролю;

 дата проведення фінансової операції (відмови в її

проведенні, її зупинення);

 сума фінансової операції;

 зміст фінансової операції;

 відомості щодо учасників фінансової операції;

 підстави обгрунтованої підозри стосовно того, що

фінансова операція пов’язана з легалізацією (відмиванням)

доходів, одержаних злочинним шляхом, або фінансуванням

тероризму або пов’язана з особами, стосовно яких застосо-

вані міжнародні санкції;

228

РОЗДІЛ 5. РЕАЛІЗАЦІЯ ОРГАНАМИ ДЕРЖАВНОЇ ФІНАНСОВОЇ ІНСПЕКЦІЇ

УКРАЇНИ МАТЕРІАЛІВ КОНТРОЛЬНИХ ЗАХОДІВ ЩОДО ДОТРИМАННЯ

ЗАКОНОДАВСТВА У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

 інші відомості про фінансову операцію (у разі на-

явності).

За наявності відповідних документів щодо проведен-

ня фінансової операції необхідно також подавати копії та-

ких документів, що завірені в установленому законодавст-

вом порядку.

При цьому, інформування Державної служби фі-

нансового моніторингу України про виявлені під час про-

ведення позапланової ревізії операції, які підлягають фі-

нансовому моніторингу, не здійснюється лише у випадку,

коли вона проводиться у зв’язку із здійсненням криміна-

льного провадження.

Оприлюднення матеріалів контрольних заходів

З метою вжиття дієвих заходів щодо усунення ви-

явлених ревізію порушень, а також недопущення їх в по-

дальшому за спільним рішенням органу Держфінінспек-

ції та об’єкта контролю або його органу управління ін-

формація про результати ревізії може виноситись для

обговорення на колегіях, нарадах, що проводяться

об’єктом контролю.

Відомості про результати контрольних заходів мо-

жуть оприлюднюватися на офіційному веб-сайті Держфіні-

нспекції України (www.dkrs.gov.ua) та через інші електро-

нні та друковані засоби інформації, на телебаченні та радіо,

тощо.

229

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Д О Д А Т К И

Додаток 1

НОРМАТИВНО – ПРАВОВІ АКТИ, ЩО МОЖУТЬ

БУТИ ВИКОРИСТАНІ ПІД ЧАС ЗДІЙСНЕННЯ

КОНТРОЛЮ У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Кодекси України

Бюджетний кодекс України від 08.07.2010 № 2456-VI.

Цивільний кодекс України від 16.01.2003 № 435-ІV.

Господарський кодекс України від 16.01.2003

№ 436-ІV.

Кодекс України про адміністративні правопорушення

від 07.12.1984 № 8073-Х.

Цивільний процесуальний кодекс України від

18.03.2004 № 1618-ІV.

Господарський процесуальний кодекс України від

06.11.1991 № 1798-ХІІ.

Кодекс законів про працю України від 10.12.1971

№ 322-VIII.

Кримінальний кодекс України від 05.04.2001

№ 2341-ІІІ.

Кримінальний процесуальний кодекс України від

13.04.2012 № 4651-VI.

Податковий кодекс України від 02.12.2010 № 2755-VI.

230

Д О Д А Т К И

Закони України

Закон України „Про здійснення державних закупі-

вель” від 01.06.2010 № 2289-VI.

Закон України „Про особливості здійснення закупі-

вель в окремих сферах господарської діяльності” від

24.05.2012 № 4851-VI.

Закон України „Про будівельні норми” від 05.11.2009

№ 1704-VI.

Закон України „Про регулювання містобудівної дія-

льності” від 17.02.2011 № 3038-VI.

Закон України „Про благоустрій населених пунктів”

від 06.09.2005 № 2807-IV.

Закон України „Про автомобільні дороги” від

08.09.2005 № 2862-IV.

Закон України „Про відповідальність за правопору-

шення у сфері містобудівної діяльності” від 14.10.1994

№ 208/94-ВР.

Закон України „Про засади містобудування” від

16.11.1992 № 2780-XII.

Закон України „Про ціни і ціноутворення” від

03.12.1990 № 507-ХІІ.

Закон України „Про Антимонопольний комітет

України” від 26.11.1993 № 3659-ХІІ.

Закон України „Про банки і банківську діяльність” від

07.12.2000 № 2121-ІІІ.

Закон України „Про державну статистику” від

17.09.1992 № 2614-ХІІ.

Закон України „Про захист економічної конкуренції”

від 11.01.2001 № 2210-ІІІ.

Закон України „Про захист від недобросовісної кон-

куренції” від 07.06.1996 № 236/96-ВР.

231

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Закон України „Про об’єднання громадян” від

16.06.1992 № 2460-ХІІ.

Закон України „Про інформацію” від 02.10.1992

№ 2657-ХІІ.

Закон України „Про Рахункову палату України” від

11.07.1996 № 315/96-ВР.

Закон України „Про стандартизацію” від 17.05.2001

№ 2408-ІІІ.

Закон України „Про звернення громадян” від

02.10.1996 № 393/96-ВР.

Закон України „Про електронні документи та елект-

ронний документообіг” від 22.05.2003 № 851-ІV.

Закон України „Про електронний цифровий підпис”

від 22.05.2003 № 852-ІV.

Закон України „Про особливості здійснення закупівлі

за державні кошти послуг поштового зв’язку, поштових ма-

рок та маркованих конвертів” від 21.06.2012 № 4997-VI.

Закон України „Про державне оборонне замовлення”

від 03.03.1999 № 464-XIV.

Закон України „Про державний матеріальний резерв”

від 24.01.1997 № 51/97-ВР.

Закон України „Про поставки продукції для держав-

них потреб” від 22.12.1995 № 493/95-ВР.

Закон України „Про природні монополії” від

20.04.2000 № 1682-ІІІ.

Закон України „Про ліцензування певних видів госпо-

дарської діяльності” від 01.06.2000 № 1775-ІІІ.

Закон України „Про обіг векселів в Україні” від

25.12.2002 № 364-IV.

Закон України „Про бухгалтерський облік та фінансо-

ву звітність в Україні” від 16.07.1999 № 996-XIV.

232

Д О Д А Т К И

Постанови та розпорядження

Кабінету Міністрів України

Постанова Кабінету Міністрів України від 04.07.2012

№ 603 „Про особливості виконання рамкових угод”.

Постанова Кабінету Міністрів України від 13.04.2011

№ 466 „Деякі питання виконання будівельних і підготовчих

робіт”.

Постанова Кабінету Міністрів України від 04.07.2012

№ 602 „Про затвердження Порядку визначення генеральних

замовників та взаємодії замовників з генеральним замовни-

ком за рамковими угодами”.

Постанова Кабінету Міністрів України від 23.06.2010

№ 483 „Про затвердження Положення про центральний

фонд будівельних норм та Типового положення про фонд

галузевих будівельних норм”.

Постанова Кабінету Міністрів України від 11.05.2011

№ 560 „Про затвердження Порядку затвердження проектів

будівництва і проведення їх експертизи та визнання такими,

що втратили чинність, деяких постанов Кабінету Міністрів

України”.

Постанова Кабінету Міністрів України від 25.05.2011

№ 559 „Про містобудівний кадастр”.

Постанова Кабінету Міністрів України від 27.04.2011

№ 557 „Про затвердження Порядку віднесення об’єктів бу-

дівництва до IV i V категорій складності”.

Постанова Кабінету Міністрів України від 25.05.2011

№ 556 „Про Порядок обміну інформацією між містобудів-

ним та державним земельними кадастрами”.

Постанова Кабінету Міністрів України від 25.05.2011

№ 555 „Про затвердження Порядку проведення громадсь-

ких слухань щодо врахування громадських інтересів під час

233

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

розроблення проектів містобудівної документації на місце-

вому рівні”.

Постанова Кабінету Міністрів України від 23.05.2011

№ 554 „Деякі питання професійної атестації відповідальних

виконавців окремих видів робіт та послуг, пов’язаних із

створенням об’єктів архітектури”.

Постанова Кабінету Міністрів України від 23.05.2011

№ 553 „Про затвердження Порядку здійснення державного

архітектурно – будівельного контролю”.

Постанова Кабінету Міністрів України від 23.05.2011

№ 548 „Про затвердження Порядку проведення експертизи

містобудівної документації”.

Постанова Кабінету Міністрів України від 23.05.2011

№ 547 „Про затвердження Порядку застосування будівель-

них норм, розроблених на основі національних технологіч-

них традицій, та будівельних норм, гармонізованих з нор-

мативними документами Європейського Союзу”.

Постанова Кабінету Міністрів України від 13.04.2011

№ 461 „Питання прийняття в експлуатацію закінчених бу-

дівництвом об’єктів”.

Постанова Кабінету Міністрів України від 28.07.2010

№ 773 „Про встановлення розміру плати за подання скарги

відповідно до статті 18 Закону України „Про здійснення

державних закупівель”.

Постанова Кабінету Міністрів України від 27.12.2008

№ 1138 „Про реєстрацію цін на окремі види продукції”.

Постанова Кабінету Міністрів України від 09.10.2006

№ 1404 „Питання попередньої оплати товарів, робіт і по-

слуг, що закуповуються за бюджетні кошти”.

Постанова Кабінету Міністрів України від 01.08.2005

№ 668 „Про затвердження Загальних умов укладення та ви-

конання договорів підряду в капітальному будівництві”.

234

Д О Д А Т К И

Постанова Кабінету Міністрів України від 27.12.2001

№ 1764 „Про затвердження Порядку державного фінансу-

вання капітального будівництва”.

Постанова Кабінету Міністрів України від 08.09.1997

№ 995 „Про Порядок затвердження титулів будов

(об’єктів), будівництво яких здійснюється із залученням

бюджетних коштів або коштів підприємств державної влас-

ності”.

Постанова Кабінету Міністрів України від 04.04.2001

№ 332 „Про граничні суми витрат на придбання автомобі-

лів, меблів, іншого обладнання та устаткування, мобільних

телефонів, комп’ютерів державними органами, а також

установами та організаціями, які утримуються за рахунок

державного і місцевих бюджетів”.

Постанова Кабінету Міністрів України від 22.10.2008

№ 943 „Про економію бюджетних коштів, передбачених

для утримання органів державної влади та інших держав-

них органів”.

Розпорядження Кабінету Міністрів України від

19.01.2011 № 148-р „Питання зміцнення фінансово – бю-

джетної дисципліни”.

Нормативно-правові акти, що регулюють

діяльність органів Держфінінспекції України

Закон України „Про основні засади здійснення держа-

вного фінансового контролю в Україні” від 26.01.1993 №

2239-ІІІ.

Постанова Кабінету Міністрів України від 20.04.2006

№ 550 „Про затвердження Порядку проведення інспекту-

вання Державною фінансовою інспекцією, її територіаль-

ним органами”.

235

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Наказ ГоловКРУ України від 26.06.2007 № 136 „Про

затвердження Порядку проведення перевірок державних

закупівель органами державної контрольно – ревізійної

служби”.

Наказ ГоловКРУ України від 12.03.2009 № 52 „Про

затвердження Порядку оформлення органами державної

контрольно – ревізійної служби в Україні матеріалів про

адміністративні правопорушення”.

Накази Уповноваженого органу – Міністерства

економічного розвитку і торгівлі України

Наказ від 26.07.2010 № 919 „Про затвердження стан-

дартної документації конкурсних торгів”.

Наказ від 26.07.2010 № 916 „Про затвердження Типо-

вого положення про комітет з конкурсних торгів”.

Наказ від 26.07.2010 № 922 „Про затвердження форм

оголошень у сфері державних закупівель”.

Наказ від 28.07.2010 № 932 „Про визначення офіцій-

ного друкованого видання з питань державних закупівель,

міжнародного офіційного видання з питань державних за-

купівель та веб – порталу Уповноваженого органу з питань

закупівель”.

Наказ від 26.07.2010 № 921 „Про затвердження По-

рядку визначення предмету закупівлі”.

Наказ від 19.10.2011 № 155 „Про здійснення моніто-

рингу державних закупівель”.

Наказ від 24.04.2012 № 504 „Про особливості укла-

дення рамкових угод”.

236

Д О Д А Т К И

Листи та роз’яснення Уповноваженого органу –

Міністерства економічного розвитку і торгівлі

України

Роз’яснення від 29.07.2010 № 3303-25/7445-07 „Щодо

надання роз’яснення стосовно закупівель товарів, робіт і

послуг за державні кошти у зв’язку з набранням чинності

Закону України „Про здійснення державних закупівель”.

Лист від 15.12.2010 „Щодо надання методологічної

допомоги”.

Лист від 23.12.2010 „Щодо організації процедур заку-

півель у поточному році на наступний рік”.

Роз’яснення від 07.07.2011 „Щодо застосування зако-

нодавства у сфері державних закупівель”.

Лист – роз’яснення від 30.09.2011 № 3303-25/12551-07

„Щодо внесення змін до Закону України „Про здійснення

державних закупівель”.

Лист – роз’яснення від 17.11.2011 № 3302-25/14028-08

„Щодо застосування законодавства у сфері державних за-

купівель з урахуванням змін, внесених Законом України

„Про внесення змін до деяких законодавчих актів України з

питань державних закупівель”.

Лист від 13.02.2012 № 3305-07/4911-07 „Щодо запов-

нення річного плану”.

Лист від 20.01.2012 № 3302-04/2014-08 „Щодо колізії

норм права при укладанні договорів щодо постачання,

транспортування, розподілу природного газу, електричної

енергії, послуг з її постачання, передачі та розподілу,

централізованого постачання теплової енергії, послуг з

централізованого опалення, постачання холодної та гарячої

води і водовідведення організаціями, оплата яких здійсню-

ється за державні кошти”.

237

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Лист від 29.02.2012 № 3302-04/7500-06 „Щодо надан-

ня інформації (щодо закупівлі товарів і послуг, визначених

частиною четвертого статті 2 Закону України „Про здійс-

нення державних закупівель”, зокрема електричної енергії,

послуг з її постачання, передачі та розподілу; централізова-

ного постачання теплової енергії; послуг з централізованого

водопостачання та водовідведення).

Лист – роз’яснення від 07.03.2012 № 3302-04/7500-06

„Щодо надання методологічної допомоги”.

Лист від 04.04.2012 № 3308-04/12906-07 „Щодо на-

дання інформації (товари, роботи і послуги в будівництві)”.

Лист від 09.07.2012 № 3305-07/25866-06 „Щодо опри-

люднення інформації про закупівлі”.

Лист – роз’яснення від 27.08.2012 № 3302-04/32327-08

„Щодо внесених змін до Закону України „Про здійснення

державних закупівель”.

Лист – роз’яснення від 27.08.2012 № 3302-04/32330-

12 „Щодо внесених змін до Закону України „Про здійснен-

ня державних закупівель”.

Лист – роз’яснення від 06.09.2012 № 3302-04/33670-06

„Щодо довідки про підприємства, стосовно яких порушено

провадження у справі про банкрутство”.

Лист – роз’яснення від 31.10.2012 № 3301-04/40987-06

„Щодо надання методологічної допомоги з питань застосу-

вання процедури закупівлі в одного учасника товарів, робіт

і послуг”.

Лист від 06.02.2013 № 3302-05/4104 „Щодо визначен-

ня предмета закупівлі”.

238

Д О Д А Т К И

Накази інших державних органів

Наказ

Державного

казначейства

України

від

14.09.2010 № 330 „Про затвердження Методичних рекоме-

ндацій щодо переліку підтвердних документів, які надають-

ся розпорядниками (одержувачами) бюджетних коштів на

стадії реєстрації зобов’язань та оплати рахунків”.

Наказ Міністерства фінансів України від 02.03.2012 №

309 „Про затвердження Порядку реєстрації та обліку бю-

джетних зобов’язань розпорядників бюджетних коштів та

одержувачів бюджетних коштів в органах Державної казна-

чейської служби України”.

Наказ Міністерства фінансів України від 12.03.2012 №

333 „Про затвердження Інструкції щодо застосування еко-

номічної класифікації видатків бюджету та Інструкції щодо

застосування класифікації кредитування бюджету”.

Наказ Міністерства фінансів України від 23.08.2012 №

938 „Про затвердження Порядку казначейського обслугову-

вання місцевих бюджетів”.

Наказ Державної служби статистики України від

26.11.2012 № 485 „Про затвердження форми державного

статистичного спостереження № 1 – торги (квартальна)

„Звіт про проведення закупівель товарів, робіт і послуг за

державні кошти”.

Наказ Міністерства юстиції України від 14.12.2012 №

1846/5 „Про затвердження Порядку надання відомостей з

Єдиного державного реєстру юридичних осіб та фізичних

осіб – підприємців”.

Наказ Міністерства юстиції України від 15.09.2011 №

3018/5 „Про затвердження Положення про Єдину базу да-

них про підприємства, щодо яких порушено провадження у

справі про банкрутство”.

239

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Наказ Міністерства юстиції України від 11.01.2012 №

39/5 „Про затвердження Положення про Єдиний державний

реєстр осіб, які вчинили корупційні правопорушення”.

Нормативно-правові акти та документи у сфері

будівництва

Наказ Державного комітету будівництва, архітектури

та житлової політики України від 27.08.2000 № 174 „Про

затвердження Правил визначення вартості будівництва”

(ДБН Д.1.1-1-2000)”.

Рішення колегії Державної служби автомобільних до-

ріг України від 10.04.2006 № 16 „Про затвердження Відом-

чих будівельних норм ВБН Г.1-218-182:2006 „Класифікація

робіт з ремонтів автомобільних доріг загального користу-

вання”.

Наказ Державного комітету будівництва, архітектури

та житлової політики України від 14.12.2000 № 285 „Пра-

вила визначення вартості проектно-вишукувальних робіт

для будівництва, яке здійснюється на теритторії України

(ДБН Д.1.1-7-2000).

Наказ Державного комітету з будівництва та архітек-

тури України від 20.01.2004 № 8 „Про затвердження ДБН А

2.2-3-2004 „Склад, порядок розробки, погодження та за-

твердження проектної документації для будівництва”.

Наказ Державного комітету з будівництва та архітек-

тури України від 27.10.2005 № 3 „Про затвердження Примі-

рного договору підряду в капітальному будівництві”.

Наказ Державного комітету України з питань житло-

во-комунального господарства від 10.08.2004 № 150 „Про

затвердження Примірного переліку послуг по утриманню

будівель та споруд та прибудівельних територій та послуг з

ремонту приміщень, будівель, споруд”.

240

Д О Д А Т К И

Наказ Міністерства будівництва, архітектури та жит-

лово-комунального господарства України від 20.03.2006 №

69 „Про затвердження Порядку проведення роботи з під-

твердження придатності нових буідвельних виробів для за-

стосування в будівництві та Переліку нових будівельних

виробів, що підлягають перевірці та підтвердженню прида-

тності для застосування у будівництві”.

Наказ Державного комітету України з будівництва та

архітектури від 27.09.2005 № 174 „Про затвердження По-

рядку визначення та застосування показників усередненої

вартості спорудження житла за регіонами України”.

Лист Міністертсва регіонального розвитку та будів-

ництва України від 09.07.2009 № 9/11-1001 „Про порядок

проведення державної експертизи проектів будівництва”.

Лист Державного комітету будівництва, архітектури

та житлової політики України від 10.04.2001 № 7/7-284

„Про документальне оформлення передачі підрядником за-

мовнику обладнання, придбаного підрядником за доручен-

ням замовника для монтажу на об’єкті будівництва”.

Лист Державного комітету будівництва, архітектури

та житлової політики України від 24.09.2001 № 7/5-953

„Про нормативне забезпечення виконання проектно-

кошторисної документації по капітальному та поточному

ремонту житлових та громадських будівель та споруд”.

Лист Державного комітету України з будівництва та

архітектури від 19.09.2005 № 7/6-1636 „Про витрати,

пов’язані з проведенням торгів (тендерів).

Лист Державного комітету України з будівництва та

архітектури від 30.04.2003 № 7/7-401 „Щодо віднесення ре-

монтно-будівельних робіт до капітального та поточного ре-

монту”.

Лист Державного комітету України з будівництва та

архітектури від 20.01.2005 №8/8-45 „Щодо сфери та харак-

241

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

теру застосування Державних будівельних норм України

ДБН Д.1.1-1-2000”.

Лист Державного комітету будівництва, архітектури

та житлової політики України від 24.09.2001 № 7/5-953

„Про нормативне забезпечення виконання проектно-

кошторисної документації з капітального та поточного ре-

монтів житлових та громадських будівель та споруд”.

Лист Міністерства регіонального розвитку та будів-

ництва України, Державної архітектурно-будівельної інспе-

кції від 22.01.2009 № 22/9-281 „Про ліцензування робіт з

капітального ремонту”.

Державні класифікатори

Державний класифікатор продукції та послуг

ДК 016:2010.

Державний

класифікатор

будівель

та

споруд

ДК 018-2000.

Державний класифікатор видів науково–технічної

діяльності ДК 015-97.

Державний класифікатор професій ДК 003:2010.

242

Д О Д А Т К И

Додаток 2

ГЛОСАРІЙ У СФЕРІ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

*Акцепт пропозиції конкурсних торгів або цінової

пропозиції (пропозиції за результатами застосування

процедури закупівлі в одного учасника) – прийняття замов-

ником пропозиції конкурсних торгів або цінової пропозиції,

яку визнано найбільш економічно вигідною за результатами

оцінки (за результатами застосування процедури закупівлі в

одного учасника), та надання згоди на взяття зобов’язань на

оплату предмета закупівлі або його частини (лота). Пропози-

ція конкурсних торгів або цінова пропозиція, пропозиція за

результатами застосування процедури закупівлі в одного

учасника, вважається акцептованою, якщо замовником по-

дано учаснику в установлений цим Законом строк письмове

підтвердження про акцепт такої пропозиції.

Абонент – будь-яка фізична або юридична особа, за-

реєстрована на електронному майданчику або веб-порталі

Уповноваженого органу.

Генеральний замовник – орган державної влади, дер-

жавна, комунальна установа чи організація, визначені від-

повідно Кабінетом Міністрів України, Радою міністрів Ав-

тономної Республіки Крим, місцевими державними адміні-

страціями або виконавчими органами місцевих рад відпові-

дальними за організацію і проведення процедур закупівель

в інтересах замовників за рамковими угодами відповідно до

цього Закону.

Державна закупівля – придбання замовником това-

рів, робіт і послуг за державні кошти у порядку, встановле-

ному цим Законом.

243

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Державні кошти – кошти Державного бюджету

України, бюджету Автономної Республіки Крим та місце-

вих бюджетів, кошти Національного банку України, держа-

вних цільових фондів, Пенсійного фонду України, кошти

загальнообов’язкового державного соціального страхуван-

ня, кошти загальнообов’язкового державного соціального

страхування на випадок безробіття, кошти загально-

обов’язкового державного соціального страхування у

зв’язку з тимчасовою втратою працездатності та витратами,

зумовленими народженням та похованням, кошти, передба-

чені Законом України „Про загальнообов’язкове державне

соціальне страхування від нещасного випадку на виробниц-

тві та професійного захворювання, які спричинили втрату

працездатності”, кошти установ чи організацій, утворених у

встановленому порядку органами державної влади, органа-

ми влади Автономної Республіки Крим, місцевими держав-

ними адміністраціями чи органами місцевого самовряду-

вання, кошти державних та місцевих фондів, кошти держа-

вного оборонного замовлення, кошти державного замов-

лення для задоволення пріоритетних державних потреб,

кошти державного матеріального резерву, кошти Аграрного

фонду, кошти Фонду соціального захисту інвалідів, кошти,

які надаються замовникам під гарантії Кабінету Міністрів

України, Ради міністрів Автономної Республіки Крим та

органів місцевого самоврядування за кредитами, позиками,

які надаються іноземними державами, банками, міжнарод-

ними фінансовими організаціями або на умовах співфінан-

сування разом з іноземними державами, банками, міжнаро-

дними фінансовими організаціями.

Договір про закупівлю – договір, який укладається

між замовником і учасником за результатами процедури

закупівлі та передбачає надання послуг, виконання робіт

або набуття права власності на товари за державні кошти.

244

Д О Д А Т К И

Документація конкурсних торгів – документація, що

розробляється та затверджується замовником, оприлюдню-

ється для вільного доступу та безоплатно подається замов-

ником під час проведення торгів (конкурсних торгів) фізич-

ним/юридичним особам. Документація конкурсних торгів

не є об’єктом авторського права та/або суміжних прав.

Документація електронного реверсивного аукціону –

електронні документи, що мають обов’язковий реквізит –

електронний цифровий підпис та визначають вимоги замов-

ника до предмета, договору, процедури та учасників закупів-

лі. Вимоги щодо складу та змісту документації електронного

реверсивного аукціону встановлюються цим Законом.

Електронна заявка – електронний документ, що під-

тверджує згоду учасника закупівель укласти договір про

закупівлю на визначених замовником умовах та містить до-

кументи і відомості, що підтверджують виконання вимог

замовника під час проведення закупівлі за процедурою еле-

ктронного реверсивного аукціону.

Електронна конкурентна заявка – електронний до-

кумент, що містить інформацію про пропозицію учасника

щодо ціни договору про закупівлю (лота), яка подається

оператору електронного майданчика безпосередньо під час

проведення торговельної сесії електронного реверсивного

аукціону.

Електронний майданчик – сайт у мережі Інтернет

разом з сукупністю технічного обладнання, програмного

забезпечення та організаційних заходів, що використову-

ються оператором електронного майданчика для проведен-

ня державних закупівель за процедурою електронного ре-

версивного аукціону.

245

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Забезпечення виконання договору про закупівлю –

надання учасником замовнику гарантій виконання своїх зо-

бов’язань за договором про закупівлю, включаючи такі ви-

ди забезпечення як порука, гарантія, застава, завдаток, не-

устойка, депозит.

Забезпечення пропозиції конкурсних торгів – надан-

ня учасником замовнику гарантій виконання своїх зо-

бов’язань у зв’язку з поданням пропозиції конкурсних тор-

гів, у тому числі такі види забезпечення: порука, гарантія,

застава, завдаток, депозит.

Забезпечення заявки – кошти, що надаються на вимо-

гу замовника учасником закупівель за процедурою елект-

ронного реверсивного аукціону в якості гарантії виконання

ним зобов'язань щодо укладення договору за результатами

процедури.

Закупівля в електронній формі – державна закупівля,

під час проведення якої використовується електронний до-

кументообіг відповідно до Закону України „Про електронні

документи та електронний документообіг”.

Замовники – розпорядники державних коштів,

які здійснюють закупівлю в порядку, визначеному

цим Законом.

Змова – домовленість між двома чи кількома учасни-

ками процедури закупівлі, спрямована на встановлення ці-

ни пропозиції конкурсних торгів або цінової пропозиції на

штучних або неконкурентних рівнях з відома або без відома

замовника.

246

Д О Д А Т К И

Кваліфікаційна документація – документація, що

розробляється, затверджується, оприлюднюється для віль-

ного доступу та безоплатно надається замовником під час

проведення попередньої кваліфікації учасників фізич-

ним/юридичним особам.

Кваліфікаційна пропозиція – пропозиція, яка пода-

ється учасником попередньої кваліфікації замовнику відпо-

відно до вимог кваліфікаційної документації.

Комітет з конкурсних торгів – службові (посадові)

особи замовника (генерального замовника), призначені від-

повідальними за організацію та проведення процедур заку-

півлі згідно з цим Законом.

Моніторинг закупівель – систематичне спостережен-

ня за проведенням замовниками процедур державних заку-

півель з метою аналізу їх ефективності та належного до-

тримання законодавства у сфері державних закупівель.

Найбільш економічно вигідна пропозиція – пропози-

ція, що відповідає всім критеріям та умовам, визначеним у

документації конкурсних торгів, та визнана найкращою за

результатами оцінки конкурсних пропозицій відповідно до

статті 28 цього Закону.

Оголошення про проведення процедури закупівлі –

оголошення про проведення відкритих торгів, оголошення

про проведення процедури двоступеневих торгів, оголо-

шення про проведення попередньої кваліфікації, запит ці-

нових пропозицій, інформація про застосування процедури

закупівлі в одного учасника.

247

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Оголошення про результати процедури закупівлі –

оголошення про результати проведення торгів, повідомлен-

ня про результати проведення попередньої кваліфікації, ін-

формація про результати процедури запиту цінових пропо-

зицій, інформація про результати проведення процедури

закупівлі в одного учасника, повідомлення про відміну тор-

гів або визнання їх такими, що не відбулися, повідомлення

про відміну процедури закупівлі в одного учасника.

Орган оскарження – Антимонопольний комітет

України.

Оператор електронного майданчика – юридична

особа як державної, так і інших форм власності, держа-

вна реєстрація якої проведена на території України у

встановленому законодавством порядку, яка володіє

електронним майданчиком, необхідними для його фун-

кціонування програмно –апаратними засобами, досвід

та кваліфікація персоналу якої дозволяють забезпечити

проведення електронних реверсивних аукціонів відпо-

відно до цього Закону і яка включена до Реєстру опера-

торів електронних майданчиків.

Переможець процедури закупівлі – учасник, пропо-

зицію конкурсних торгів або цінову пропозицію якого ви-

знано найбільш економічно вигідною та акцептовано у разі

проведення торгів (конкурсних торгів), або учасник, пропо-

зицію якого прийнято за результатами застосування проце-

дури закупівлі в одного учасника, або учасник процедури

електронного реверсивного аукціону, який під час прове-

дення торговельної сесії електронного реверсивного аукці-

ону запропонував найнижчу ціну договору (лота) та заявка

якого визнана такою, що відповідає вимогам документації

електронного реверсивного аукціону.

248

Д О Д А Т К И

Підприємства – підприємства, утворені в установ-

леному порядку органами державної влади, органами вла-

ди Автономної Республіки Крим чи органами місцевого

самоврядування та уповноважені на отримання державних

коштів, взяття за ними зобов’язань і здійснення платежів,

у тому числі державні, казенні, комунальні підприємства, а

також господарські товариства, у статутному капіталі яких

державна або комунальна частка акцій (часток, паїв) пере-

вищує 50 відсотків, їх дочірні підприємства, а також під-

приємства, господарські товариства, у статутному капіталі

яких 50 і більше відсотків належить державним, у тому

числі казенним, комунальним підприємствам та господар-

ським товариствам, у статутному капіталі яких державна

або комунальна частка акцій (часток, паїв) перевищує 50

відсотків, об'єднання таких підприємств (господарських

товариств).

Пов’язана особа – особа, яка відповідає будь – якій з

наведених нижче ознак:

– юридична особа, яка здійснює контроль над учасни-

ком процедури закупівлі, оператором електронного майда-

нчика або контролюється таким учасником процедури за-

купівлі, оператором електронного майданчика, або перебу-

ває під спільним контролем з таким учасником процедури

закупівлі, оператором електронного майданчика;

– фізична особа або члени її сім'ї, які здійснюють кон-

троль над учасником процедури закупівлі, оператором еле-

ктронного майданчика;

– службова (посадова) особа учасника процедури за-

купівлі, оператора електронного майданчика, уповноважена

здійснювати від імені учасника процедури закупівлі, опера-

тора електронного майданчика юридичні дії, спрямовані на

встановлення, зміну або зупинення цивільно-правових від-

носин, та члени сім'ї такої службової (посадової) особи;

249

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

– члени сім’ї посадової (службової) особи замовника,

які здійснюють контроль над учасниками процедури заку-

півлі або уповноважені здійснювати від імені учасника

процедури закупівлі юридичні дії, спрямовані на встанов-

лення, зміну або зупинення цивільно-правових відносин.

Під здійсненням контролю слід розуміти володіння

безпосередньо або через більшу кількість пов’язаних фізич-

них чи юридичних осіб найбільшою часткою (паєм, пакетом

акцій) статутного капіталу учасника процедури закупівлі,

оператора електронного майданчика або управління найбі-

льшою кількістю голосів у керівному органі такого учасника

процедури закупівлі, оператора електронного майданчика,

або володіння часткою (паєм, пакетом акцій), яка становить

не менш як 25 відсотків статутного капіталу учасника проце-

дури закупівлі, оператора електронного майданчика.

Для фізичної особи загальна сума володіння часткою

статутного капіталу учасника процедури закупівлі, опера-

тора електронного майданчика (голосів у органі управлін-

ня) визначається як загальний обсяг корпоративних прав,

що належить такій фізичній особі, членам її сім’ї та юриди-

чним особам, які контролюються такою фізичною особою

або членами її сім’ї.

Для цілей цього Закону членами сім’ї вважаються по-

дружжя, діти, батьки, рідні брати і сестри, дід, баба, онуки,

усиновлювачі, усиновлені, а також інші особи за умови їх

постійного проживання разом із пов’язаною особою і ве-

дення з нею спільного господарства.

Послуги – будь-який предмет закупівлі (крім товарів і

робіт), включаючи транспортні послуги, освоєння техноло-

гій, наукові дослідження, науково-дослідні або дослідно-

конструкторські розробки, медичне та побутове обслугову-

вання, лізинг, найм (оренду), а також фінансові та консуль-

таційні послуги, поточний ремонт.

250

Д О Д А Т К И

Предмет закупівлі – товари, роботи чи послуги, які

закуповуються замовником у межах єдиної процедури за-

купівлі, на участь в якій учасниками подаються пропозиції

конкурсних торгів (кваліфікаційні, цінові пропозиції) або

пропозиції на переговорах (у разі застосування процедури

закупівлі в одного учасника), або заявки (у разі застосуван-

ня процедури електронного реверсивного аукціону). Пред-

мет закупівлі визначається замовником у порядку, встанов-

леному Уповноваженим органом. Для проведення процеду-

ри закупівлі має бути не менше двох пропозицій/заявок,

крім випадків застосування замовником процедури закупів-

лі в одного учасника.

Претендент – абонент, що зареєструвався на елект-

ронному майданчику для участі в закупівлях за процедурою

електронного реверсивного аукціону, що проводяться на

цьому електронному майданчику.

Пропозиція конкурсних торгів – пропозиція щодо

предмета закупівлі або його частини (лота), яку учасник

подає замовнику відповідно до вимог документації конкур-

сних торгів.

Роботи – проектування, будівництво нових, розши-

рення, реконструкція, капітальний ремонт та реставрація

існуючих об’єктів і споруд виробничого і невиробничого

призначення, роботи із нормування у будівництві, геолого-

розвідувальні роботи, технічне переоснащення діючих під-

приємств та супровідні роботам послуги, у тому числі гео-

дезичні роботи, буріння, сейсмічні дослідження, аеро- і су-

путникова фотозйомка та інші послуги, які включаються до

кошторисної вартості робіт, якщо вартість таких послуг не

перевищує вартості самих робіт.

251

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Рамкова угода – правочин, який укладається одним чи

кількома замовниками (генеральним замовником) у пись-

мовій формі в порядку, встановленому цим Законом, з од-

ним чи кількома учасниками процедури закупівлі з метою

визначення основних умов закупівлі окремих товарів і по-

слуг для укладення відповідних договорів про закупівлю

протягом строку дії рамкової угоди.

Регламент електронного майданчика – правила, які

регулюють порядок взаємодії між оператором електронного

майданчика і його абонентами під час здійснення держав-

них закупівель за процедурою електронного реверсивного

аукціону та відносини (включаючи права, обов’язки та від-

повідальність), що складаються між ними у процесі вико-

нання дій на електронному майданчику.

Реєстр операторів електронних майданчиків – пе-

релік, що містить сукупність відомостей про суб’єктів гос-

подарювання, які мають право здійснювати діяльність з ор-

ганізації та проведення державних закупівель за процеду-

рою електронного реверсивного аукціону.

Розпорядник державних коштів – органи державної

влади, органи влади Автономної Республіки Крим, органи

місцевого самоврядування, інші органи, установи, організа-

ції, визначені Конституцією та іншими актами законодавст-

ва України, а також установи чи організації, утворені у

встановленому порядку органами державної влади, органа-

ми влади Автономної Республіки Крим чи органами місце-

вого самоврядування та уповноважені на отримання держа-

вних коштів, взяття за ними зобов’язань і здійснення пла-

тежів, а також підприємства та їх об’єднання.

252

Д О Д А Т К И

Cтрок дії пропозиції конкурсних торгів або цінової

пропозиції – встановлений замовником у документації кон-

курсних торгів або запиті цінових пропозицій строк, протя-

гом якого учасник не має права змінювати свою пропози-

цію конкурсних торгів або цінову пропозицію.

Cуб’єкт оскарження в органі оскарження – фізична

чи юридична особа, яка звернулася до органу оскарження з

метою захисту своїх прав та охоронюваних законом інтере-

сів з приводу рішення, дії чи бездіяльності замовника, що

суперечать законодавству у сфері державних закупівель

та/або з приводу порушень законодавства оператором елек-

тронного майданчика і внаслідок яких порушено право чи

законні інтереси такої особи.

Товари – продукція, об’єкти будь-якого виду та при-

значення, у тому числі сировина, вироби, устаткування,

технології, предмети у твердому, рідкому і газоподібному

стані, а також послуги, пов’язані з поставкою товарів, якщо

вартість таких послуг не перевищує вартості самих товарів.

Торги (конкурсні торги) – здійснення конкурентного

відбору учасників з метою визначення переможця торгів

(конкурсних торгів) згідно з процедурами, встановленими

цим Законом (крім процедури закупівлі в одного учасника).

Торговельна сесія – частина часу роботи електронно-

го майданчика, протягом якого учасниками електронного

реверсивного аукціону подаються конкурентні заявки.

Учасник попередньої кваліфікації – фізична особа, в

тому числі фізична особа – підприємець, юридична особа

(резидент або нерезидент), яка письмово підтвердила намір

взяти участь у попередній кваліфікації та/або подала квалі-

фікаційну пропозицію.

253

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

Учасник процедури закупівлі – будь-яка фізична або

юридична особа, яка підтвердила намір взяти участь у про-

цедурі закупівлі шляхом подачі пропозиції конкурсних тор-

гів або заявки на участь в електронному реверсивному аук-

ціоні, або цінової пропозиції, або пропозиції на переговорах

у разі застосування процедури закупівлі в одного учасника.

Цінова пропозиція – пропозиція щодо предмета заку-

півлі або його частини (лота), яку учасник подає замовнику

відповідно до запиту цінових пропозицій.

Частина предмета закупівлі (лот) – визначена за-

мовником частина товарів, робіт чи послуг, на яку в межах

єдиної процедури закупівлі учасникам дозволяється пода-

вати пропозиції конкурсних торгів або заявки, або цінові

пропозиції, або пропозиції на переговорах у разі застосу-

вання процедури закупівлі в одного учасника. Для прове-

дення процедури закупівлі на кожну окрему частину пред-

мета закупівлі (лот) має бути не менше двох пропозицій або

заявок (конкурентних заявок), крім випадків застосування

замовником процедури закупівлі в одного учасника.

* Примітка. Визначення основних термінів наведено

відповідно до змісту Закону України „Про здійснення дер-

жавних закупівель” від 01.06.2010 № 2289-VI, зі змінами.

254

Навчально-практичне видання

Підмогильний Олександр Олександрович

ОРГАНІЗАЦІЯ ТА ЗДІЙСНЕННЯ

КОНТРОЛЮ ОРГАНАМИ ДЕРЖАВНОЇ

ФІНАНСОВОЇ ІНСПЕКЦІЇ УКРАЇНИ ЗА

СФЕРОЮ ДЕРЖАВНИХ ЗАКУПІВЕЛЬ

практичний посібник

Комп’ютерна верстка та дизайн обкладинки В.Г. Сілка

Технічний редактор О.В. Хатунцева

Підписано до друку 10.09.2013 р.

Формат 60х84/16. Папір офсетний.

Гарнітура "Times New Roman". Друк – лазерний.

Ум.-друк. арк. 14,82. Обл.-вид. арк. 12,96.

Наклад 100 прим. Вид. № 189. Зам. № 192.

Видавництво та друк ПП "ЛАНДОН-ХХІ"

Свідоцтво суб’єкта видавничої справи: ДЦ №159 від 22.10.2010 р.

83120, м. Донецьк, вул. Петровського, 126-А/32.

Тел.. (062) 334-49-66, (095) 295-58-12, e-mail: elenah66@gmail.com